#The backfilling and excavation to be reduced by +/- 40% and the construction of Perimeter fence to be expedited;
#Provision of stormwater drainage system and low areas to be omitted and can only be considered after the installation of the perimeter fence and the maintenance road;
#The Perimeter fence elevation/ alignment must be revised to match the MOT and avoid too much excavation/ backfilling.
#The construction schedule to be reduced/ revised by +/-20% before the initial completion date.
#Access gates for the maintenance road to the ditch to be cancelled
#Ditch connection with the flood damage structures(Wadi Wesami/ Khulais) to be cancelled and a revised IFC drawing is is required and should meet KAUST security requirements.