•	Plan dates shall be filled against “Pâ€ instead of “Fâ€. Forecast Dates shall be provided only when there is slippage expected in Plan Dates. It has to be filled against “Fâ€.
•	Planned Dates for few items are already exhausted in Procurement Plan. For Example: Ready Mix concrete, Filler Board, Curing Agent, Concrete Repair, Bonding Agent, etc.,
•	S Curve shall highlight the Recovery Curve along with Recovery Progress %.
