After considering all options for dealing with the existing substation, Lift station and associated lines/ pipes which are currently conflicting with the alignment of perimeter security systems and the boundary/ deed of newly acquired land by KAUST in the south, the attached layout/ re-alignment shall be implemented on site to avoid any further delays in mobilization of the said area by the contractor near St 13+800. 

The contractor has been asked to mobilize and start preparatory works by the end of next week and KAUST comments if any before March 11, 2014 shall be incorporated.

Should you have any questions, please contact Fahad A. Al-Balawi, Sr. Project Engineer on Tel.  No. +966 12 422 4393.
