•The purchase Orders of MEP, TELECOM & SECURITY should be done end of Dec. 2014 with some items end of first week of Jan. 2015.
•Delivery of CIVIL material should be end of Dec. 2014.
•Delivery of ARCHITACTURAL material should be finish date second week of JAN. 2015 and the furniture will be late one month.
•The dates of Fence at St. 13+150 to 14+530 and the dates of Wadi Khulais Box Culvert construction plus the other security system need some improvement to match their activities.
•The box culvert takes long time 226 days which is more than the required. IC should squeeze the duration to give more time for security system activities.
•Relocation of the existing Fence should complete early than Jun. 28, 2015.
•The buildings should complete on end of March and if there is any obstacle one more month enough. I prefer if IC complete the buildings at Gate #2 first.
•All duct banks should be completed end of Feb. 2015.
•LRSS should complete end of Jan. 2015.
•Mr. Mark and Mr. Marwin can give their comment on Security system.
•Mr. Ismael Turkistani can give valuable comment as planner.