1. ICC to close all remaining YES item to obtain the approval of Partial Mechanical Completion Certificate (PMCC)
2. ICC to close all remaining NO item to obtain the approval of Final Mechanical Completion Certificate (FMCC)
3. Performance Acceptance Certificate (PAC) will be routed upon the signing of FMCC, and ICC to comply all the remaining comments if applicable and must close the comments within two (2) months.
4. ICC to ensure that the two (2) Generators will be working during night to energize the KAM access road lighting system and irrigation system.
5. Provide all approved red-line drawings and ensure that As-built drawings will be forwarded no later than 6 months after the PAC.
6. All documents such as Spare parts and data package for the irrigation system, lighting system has to be submitted.
