SAPMT has reviewed the subject submittal dated January 26, 2015 and has the following comments:

1.	IC shall ensure that all boulder accumulation/ spreading is finished before mid-March 2015.
2.	As the boulder spreading progresses near the mangroves, the mangroves can be removed and relocated on either side.
3.	A list of machinery required to finish the activity shall be included to show that the work is completed before mid-March 2015.
4.	IC shall ensure that construction of security corridor with the new and old walls is completed before the end of April 2015.
5.	IC planning department and construction dept. shall closely watch the progress of this activity and update SAPMT on daily basis.
6.	Total volume of boulders required shall be indicated.
IC shall ensure that no scope change or cost/schedule implication arises from this letter.

Should you have any questions, please contact Sohail Moughal, Project Engineer at 012 422-4570.
