Block Works:	
•Required more details of Ladder Mesh, corner tie and dowel.
•The CMU should have rough texture.
•Required Lintels details (Locations, plans, sections …etc.)
•The external walls and external columns faces are in one plane inside the building as per IFC foundation, plan and section details (VA-846673-001) and as per IC shop drawing of foundation, plan and section details.
•The dowel space in attached drawing IC-SD-846668-102 (Block Wall Plan) and IC-SD-846669-102 (Block Wall Plan) show 667 mm space and in same drawing (Block Wall Vertical Sec E-E) shows 400 mm! What is the correct space?
Plastering Works:
•The groove wide of external walls is 20 mm as per IFC VA-846670-001 and it’s mentioned at many location of this submittal Not 32 mm.
•Required more details such section and accessories.
Tiles Works:
•The external walls and external columns faces are in one plane inside the building as per IFC foundation, plan and section details (VA-846673-001) and as per IC shop drawing of foundation, plan and section details. Revise the Tiles drawing.
•The tile drawing does not show the Marble thresholds. Required more details such as location, plan …etc.
•What is the finishing of the building ramp?
Reflected Ceiling:
•Provide the panel thickness.
•Provide more details of Hangers and runners cross sections.
•Provide the distance between hangers
•Fastening details.
•Runner splicing details.
•Opening at Ceiling details.
•Fixtures and equipment supports details.
•Smoke detectors should be away of HVAC air flow.
Building Elevations:
•Monkey Ladder and downspout details excluded and should be submitted individual.
Schedules & Details:
•Provide the shop drawing of Doors and windows. Each element and each type in separate shop drawing with full details shows the plan, section …etc.
