The date on the letter L-505/14 dated 11/02/2014 shall be deemed as the date of suspension of works on ditch related activities till further directives from SAPMT. IC is urged to re-schedule all manpower and equipment that can be reasonably assigned to other activities which have not started yet or to expedite other ongoing activities or unsuspended work. IC is urged to refer to para 25 of the Schedule A also, to ensure that all costs to SAUDI ARAMCO resulting from such suspension are minimised. 