It is mandatory that IC appoints quantity surveying professionals and related technical staff which are currently not available at IC site offices, as soon as possible to provide quantities and impacts for the following activities;
1.	Elimination of ditch and related impacts.
2.	Narrowing of the culvert at Wadi Khulais due to elimination of the ditch.
3.	Backfilling scenarios at the culvert Wadi Wesami for guard house and in between the culverts.
4.	Changes to the route of the cables due to changes in power source from SS4 to SEC2.
5.	Changes to the lengths of various cables crossing the ditch.
6.	Removal of culverts on access roads to main gates.
7.	Steel grills and bollards at the flood control channels.
8.	Changes to the maintenance access roads and gates for the ditch.
9.	Grade beams for the precast wall.
10.	Pipelines between gates 2 and 3 and related lift stations eliminated.
11.	Variations related to switchgears and generators.
12.	Variations related to HVAC.
13.	Variations related to all of the above including any others which IC may deem necessary shall be incorporated in a single document with quantities to be agreed upon by the two parties and sent to SAPMT for review before 30 April 2014.
Should you have any questions, please contact Sohail Moughal, Project Engineer at Tel No. +966 2 422-4570.
