The procurement process for following materials is being delayed by IC, despite the fact that techncial submittals for most most of them have been approved by PMT. • Switch Gears • UPS • Lighting Poles • Panel Boards • Data Network System • Video Conference • IPTV • Work Station • Fiber Optic Cable • Sewer Pipes & Accessories • MIDS(APU signal processing, TX & RX, Microwave sensors, Mounts mast/pole) • Cameras • Field Equipment Cabinet • System control unit • Proximity Readers • Long Range Readers • Reader Interface • Badging stations • Operator workstations • Intercom Interface • Turnstiles • SACS System • Vessel barriers • Boat Identification System • Crash Barriers • Drop Arm Barriers 

The procuremernt process for the following long lead items has not been completed yet;

xxxx



IC is urged to expedite the placement of all purchase orders and consider this letter with utmost urgency so that the project progress is not hindered any more.