SAPMT has reviewed the subject letter dated December 05, 2013 and rejected with the following comments:

1.	Two Weeks Look Ahead Schedule shall be prepared by ICC QC Civil Supervisor and reviewed by ICC QC Manager.
2.	Submitted Two Weeks Look Ahead Schedule shall be prepared based on the Plan Schedule submitted by sub-contractor’s QC Manager/Supervisor.
3.	Mentioned each sub-contractor to perform for each activity.
4.	Submitted documents did not include actual work activities to be performed.
5.	Specify the exact location or area of each particular activity.
Should you have any questions, please contact Fahad A. Al-Balawi, Sr. Project Engineer on Tel.  No. +966 12 422 4393.
