SAPMT has reviewed the subject letter no. KPSS/SA/B/MUN/13/0113 dated October 10, 2013 and has the following comments:

1.	The interface matrix submitted by ICC is incomplete. ICC shall provide a dedicated team as per schedule B till all interfaces are established and resolved. The current interface coordinator assigned by ICC does not have a vehicle to do the task in coordinating the issues with other sub-contractors and parties like Nassir Bin Hazza (for Culverts), for Al-Muhaidib (existing pond), Utility Companies and proponents.

2.	Only STC and Mobily have been highlighted and interfaces with ITC and SEC have been neglected. ICC needs to stake out the complete project length with visual flags, so it is easy to identify the encroachments or interfaces.
Should you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.
