SAPMT has reviewed the subject letter dated March 12, 2014 and has rejected with the following comment:
•	Keeping in view that the initial planning required to start works at the culvert are not finished yet by IC as required in SAPMT letter no. K&TPD/KRP&SFPD/SF/L-489/14 dated February 05, 2014, SAPMT urges IC to fulfill all requirements before mobilizing to the subject area. It is suggested that IC shall coordinate with other contractors at interface points and plan to work side by side, instead of expecting to have the areas isolated.
Should you have any questions, please contact Sohail Moughal, Project Engineer on Tel.  No. +966 12 422 4570.
