SAPMT has reviewed the subject letter no. KPSS/SA/B/AKR/14/0778 dated September 02, 2014 and has rejected with the following comments:
1.	Paragraph 1.3.2.3 of Schedule-C is not relevant to the submittals as it only speaks of further breakdown and not of revision.
2.	Deletion of ditch from the project scope is not a reason to revise the Schedule-C, Attachment 1.
3.	The deletion of ditch was conveyed to IC much earlier and IC is urged to provide a signed scope of work and signed MTO as soon as possible, according to Saudi Aramco procedures.
4.	After the change order for the ditch has been processed and the value of the ditch determined according to the unit rates provided by IC, a revision in Schedule-C can be considered, if desired by IC.
Should you have any questions, please contact Ahmed S. Khogeer, Sr. Project Engineer at (012) 422-4423.
