#SAPMT agreed to review the weekly report with IC construction team before submittal to Aramco.
#IC management to assign a construction team that is capable of interpreting the work done into percentage for the purpose of this submittal.
#The quantities and percentages reported on this report are still incorrect even after a constant reminder to the construction team to report on work done on site only 