The verbal instruction from PMT was to hold works on gate house related buildings for a very short time but other buildings like UPS, JFCC, QRT or guard houses etc could continue. The work has already resumed after a gap of 3 days on buildings ralated to the gates. IC is urged to expedite works on all buildings by finalising all shop drawings, procuring all related materials/ long lead items and deploying more manpower.