1. Civil works for package substation such as backfilling, compaction, blinding and foundations, curing missing.
2. Radio Frequency Identification (RFID) system with acvity ID CSF-1050 to 1080 shall be deleted. RFID is part of SACS system and must be included under activity SDF-1010.
3. Provide the schedule of upgrading the existing guardhouse, and demolision of existing turnstile.
4. The construction schedule of IDAS system (activity ID CSF-1000) must be adjusted according to the readiness of the security corridor KPSS wall and maintenance road schedule.
5. Provide the construction schedule of Batteries, Chargers and UPS inside JFCC building
6. Specify which activity does Fire water/Portable water lines belongs.
7. Specify if holding tanks, oily tanks were included in the buildings.
8. Pavillion is missing in the procurement plan
9. Include the MEP commissioning schedules
10. Provide the Procurement, and Construction Schedule of Switchrack
11. Provide the construction schedule of Generator buildings.
