The testing plan is accepted principally for the suggested dates and the following comments are to be incorporated;
1. It is the responsibility of IC and its subcontractors to ensure that the requirements of K-rated testing standards or equivalent approved standards are adhered with completely and the pre-cast walls meet the performance criteria mentioned in the scope of work.
2. Provide when available; information about the exact date when the concrete with desired strength shall be poured for wall panels and columns to be tested, preferrably with pictures, so that the desired curing time can be monitored.
3. Provide information about the media type to be created and submitted to record the test.
4. Provide the document of the standard with the submission
5. Change the subject of the document that provides more information, such as "P3 Crash testing plan of K4(M30) and K12(M50) precast walls"
6. Ensure that all remarks from SCEC on the test installation shop drawings are incorporated/ acknowledged by the testing agency.
7. Attach the letter of approval in Appendix C.
8. Provide more details on shop drawing in Appendix B showing Truck specifications, wall specifications, drawing scales and distances etc.