Please provide more progress information with supporting documents about the following, as mentioned in your letter dated ANW/15/1068;
1. DDC panel
2. Fuel System for Generator set
3. Quantities of MV and LV cables delivered on site
4. Status of MEP drawings for each building
5. Status of YES and NO items for KAM PMCC with individual closing dates
6. Status of the construction works for south culvert
7. Status of relocation of IDAS (for design and construction)
8. Status of relocation of old Kaust wall (for design and construction)
9. Status of OSP aqnd ISP works
10. Procurment of package Substations
11. Procurement of IDAS for the new securioty corridor