SAPMT has reviewed the subject letter dated February 27, 2014 and has the following comments:
1.	IC shall ensure that suspended activates or activities with unresolved issues shall not be reflected in the look ahead inspection schedules.
2.	Consider expediting the earthworks around Gate 2 and 3 by adding more resources but without removing the resources from other active locations.
3.	IC is urged to include backfilling and compaction of pits formed after dismantling the fence and the lights, especially if there will be no excavations and more backfilling is to be done for the roadway.
Should you have any questions, please contact Sohail Moughal, Project Engineer on Tel.  No. +966 12 422 4570.
