SAPMT has reviewed the subject letter no. KPSS/SA/B/MUN/13/0161 dated November 03, 2013 and has the following comments:

1.	Plan dates shall be filled against “Pâ€ instead of “Fâ€. Forecast Dates shall be provided only when there is slippage expected in Plan Dates. It has to be filled against “Fâ€.
2.	Planned Dates for few items are already exhausted in Procurement Plan. For Example: Ready Mix concrete, Filler Board, Curing Agent, Concrete Repair, Bonding Agent, etc.,
3.	S Curve shall highlight the Recovery Curve along with Recovery Progress %.
4.	DS-104 was used on October 09, 2013 to submit Procurement Schedule. The same DS number shall be used for revisions, following best practices of document control.
Should you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.
