Ref to your letter 0063 we have the following observations;
1. Appointment of key persons shall be expedited and any vacations or resignations shall be intimated to SAPMT well in advance.
2. Provide more details about the saudization in subcontractors if they are in green as mentioned in your letter, so that your invoices are processed accordingly.
3. The letter referred and the letter witten have the same referecne number.
4. Geotechnical report was received on 2 Sep 13. SAPMT comments on Geotechnical and Topographic studies shall be provided to ICC for incorporation. 
5. Detailed Design shall be submitted according to the design schedule and requirements. 80% design is not a valid submission. SAPMT will provide comments as necessary to expedite the project but such designs shall be resubmitted with the rest of the 90% design package appropriately.
6. Include a single summary page on top of the submitted schedule that shows level one or two WBS as space permits. Provide a date as to when the schedule shall be revised/ updated.
7. As the weekly progress meetings, procurement meetings, safety meetings and quality meetings on site have already been scheduled, it is important that decision making company representatives are on site to avoid delays.
8. While SAPMT side is being completed, ICC shall provide dates as to when the ICC side shall be completed.