The paint work done by IC as a sample was not acceptable due to the long time (more than two months) IC took to prepare the sample, reflecting that delays will happen to complete the rest of the ctivities. Thus paint work will not form an extra work to this contract. IC is urged to provide a method statement for removing the paintw work from the samples and submit a bill of quantities to process the change order for paint removal.