KAUST is urged to ratify the elimination of ditch from the scope of Perimeter Security Fence Project BI-25-00026. PMT stopped work on the ditch on February 10, 2014 pending a response from the related entities and this has caused a slowdown in construction. With this concurrence the contractor shall be advised to revise the layout of the security corridor and re-instate the areas with already constructed ditch back to leveled ground. This letter shall supersede all correspondence to date on the subject. If you need any further clarifications please contact the project manager Saad Al-Ghamdi @ 012-422-4518.