1. The interface matrix submitted by ICC is incomplete. ICC shall provide a dedicated team as per schedule B till all interfaces are established and resolved. The current interface coordinator assigned by ICC does not have a vehicle to do the task in coordinating the issues with other sub-contractors and parties like Nassir Bin Hazza (for Culverts), for Al-Muhaidib (existing pond), Utility Companies and proponents. //2. Interfaces with ITC have been neglected in the matrix. //3. ICC needs to stake out the complete project length with visual flags, so it is easy to identify the encroachments or interfaces.//4. Include new plans provided by Mobily for relocation.