Method statements are required for works which are of critical nature, might invlove safety and environmental hazards and/or interface with with various disciplines/ contractors/ organisations. Note that the geotechncial report and materials required for road and fensing have not been submitted for SAPMT approval. Avoid any backfil material screening inside the Kaust land unless a prior proponent approval in presence of a dust mitigation plan is in place. Works like constructing KAM road according to approved design or approved materials do not require a method statement unless specifics as follows are taken into account;//
a. Soil imporvment in Sabkha Area//b. Construction on seawater or mangroves//c. Garbage or debris removal and disposal from the site.// Coordination with other contractors for shared utility corridor