SAPMT has reviewed the subject submittal dated September 06, 2014 and has the following comment:
•	IC is urged to suggest other subcontractors also for SAPMT to compare and choose from which are not already busy with other significant projects in KAUST. The selection of an irrigation subcontractor has been delayed for quite some time by IC and thus the delayed design for irrigation work for KAM access road is causing delays in procurement of pipes. A quick response from IC is necessary.
Should you have any questions, please contact Dr. Ahmed S. Khogeer, Sr. Project Engineer at (012) 422-4570.
