Reference to the subject matter SAPMT is requesting KAUST to reserve feeder breakers number 8 and 19 of SEC main substation under construction instead of connecting to sub-station number 4 under research park project due to the following: 

1- Readiness of substation number 4. 
2- High risk in running 1.6 km of cabling that will cross congested underground utilities in road number 5
3- KPSS Generator building is only 200 meters away from new SEC -2 substation compared to substation number 4 which is about 1600 meters away.

Enclosed in this letter is the one line diagram of KPSS project for your reference.

Should have any question contact Fahad A. Al Balawi
