IC request in Letter No ANW/15/1132 is not accepted based on the following;

1. IC is urged to refer to PMT letter L-1495/15 where IC has been requested to perform all obligations, work and services and furnish all other things which are required by the terms of this Contract or which can reasonably be inferred from the terms of this Contract as being necessary for the successful and timely completion of the WORK, according to para 2.16 of SCH-A.

2. The generators are deeemed as temporary but necessary equipment required during construction by the Conatractor to ensure that the lighting systems are working and tested according to ARAMCO standards and can be removed by IC according to para 10 of the scope of work when permanant power source has been connected with required package substations to handover the completed facility. The PMCC for KAM road can not be signed by the proponent if the street lights are not working and IC has to ensure the provision of a reliable power source, without which the PMCC requested by IC on xxx.xxx.xx will be rejected.

Based on the above IC is urged to provide a confirmation that the temporary generators shall be kept in operational state by IC till the permanant solution is provided at no extra charge to Saudi aramco. Also, provide a date when the required package substations shall be procured. IC is also urged to expedite the alternate solution proposed by PMT for the permanant power source. A plan for closing the remaining "NO" items within the prescribed durations shall be provided by IC according to the GI.