# ICC submitted an incomplete drawing;
- no cross section of the road at different chainages 
- no limit of works from the 2 edges of the road
- the shop drawing submitted is incomplete and cannot be used on site.
- the site visual inspection is different to the geotechnical report, please clarify??
- ICC was requested on the 50 & 90% design review to design KAM Road the same as the other roads inside KAUST but refused to chance because they were relying on their misleading geotechnical report.
-ICC to clarify the design arrangement of the geotextiles and geogrid to define the basic precaution.