1. The printouts are not legible. Ic to ensure that the site staff are provided with clear set of drawings
2. IC is urged to start the construction at an expedited rate to recover from the slippage on building construction due to delays in development of shop drawings.
3. The construction It is IC responsibility to ensure that all required cables, conduits, pipes, panels, appliances, equipments, furniture, fixtures, fasteners, embedded items and fittings in buildings are installed without any conflicts or obstacles according to SA standards.