SAPMT has reviewed the subject submittal dated April 27, 2014 and has the following comments:
1.	The first subcontracting Plan was submitted by IC in April 2013, and since then at least 8 submissions have been made by IC but the current submittal still mentions that it is revision 2 with a rev code E.
2.	Names and Contact details of the primary points of contact nominated from both parties for any subcontract shall be provided.
3.	IC shall expedite the approval process of Subcontractor names mentioned but not approved.
4.	In a separate submittal provide the list of manpower with their CVs and equipment proposed for completion of MEP works which are to be done by IC.
5.	Testing and commissioning of electrical equipments such as but not limited to LV panel boards, Switch racks, Switchgears, Package Substations, HVAC Air Balancing, shall be executed by an approved third party.
6.	The work order for building works shall include the names of buildings and extent of external works around the buildings.
7.	Suggest name of the contractor nominated for building finishes, fenestration and hard and soft landscaping around buildings.
8.	Suggest name of contractor nominated for patrol roads, chain-link fencing, metal works/ steel structures etc.
Should you have any questions, please contact Sohail Moughal, Project Engineer at Tel No. +966 2 422-4570.
