SAPMT shows deep concerns over the speed of works being observed on KAM access road. The current rate of progress makes it obvious that IC has failed to deliver the KAm road as agreed by IC. The daily tracking sheet is attached and the following aspects need to be addressed by IC or urgent basis.

1. Delays in starting works on stations
2. Delays in completing Sub-Base
3. Delays in starting base course

Needless to mention that other activities like asphalting, curbs, gutters, irrigaton and lighting are already due but can not be stared due to the predecessors still not completed. IC is urged to provide reasons and solutions to recover from the above shown slippages.