•	ICC to refer to approved organization chart letter #L-040/13. The updated organization chart shall not be changed from approved organization chart.
•	ICC to expedite on the recruitment of the construction and engineering manager. 
•	 QC personnel's are overloaded and cannot coordinate properly with the construction team. 
•	site engineers and foremen are urgently required who have the valid experience and knowledge of planning, coordinating and handling concrete works. 
•	The current ICC survey team is inactive as all the works are done by subcontractor  i.e FCC / Ayash
