Regarding to points A.1.2.2 & A.1.2.3 activities at St. 5+900 to 8+800 the ditch activity is suspended as per PMT letter so you need to revisit those point with actual works. Point A.1.2.4 & A.1.2.5 will be more clear if mentioned at Gate #2 and Gate #3 which we believe IC can complete the Select fill material within two weeks. Regarding point A.1.3 at St. 10+800 to 13+500 no body is working and we don't believe the Subcontractor ( Ayash ) has enough equipment to work at this station while he is so busy in many locations.