1.	Key positions as shown in the ICC Organization Chart and as approved by SAPMT for the project have not been filled yet. ICC is advised to provide dates on which all CVs for vacant positions shall be submitted.
2.	Saudization procedures are not being followed as planned or as necessary. Such practices shall result in deductions from interim invoices. ICC is advised to meet the Saudization requirements.
3.	Despite various reminders from SAPMT, ICC has not submitted a list of long lead items as identified by the Project Designer. The list of long lead items and bulk items shall be prepared soon after the 50% design and ICC is advised to provide a date of submission and expedite the PO placement.
4.	Provide dates when Topographic Surveys and Geotechnical studies as verified by Project Designer shall be submitted.
5.	The detailed design package for Security and Communications has not been completed up to 50%. Provide dates for submission.
6.	The print outs of Schedules are not acceptable. Activity level schedule shall be provided. Provide dates of submission.
7.	The offices of Project manager and Company representative shall be based in Thuwal on permanent bases as soon as the construction works start on site.
8.	Provide the date when SAPMT site office shall be ready for occupation.
Should you have any questions, please contact Sohail Moughal, Project Engineer at Tel No. +966 2 422-4570.
