SAPMT has reviewed the subject submittal dated January 13, 2014 and has the following comments:
1.	ICC needs to expedite the material submittal for approval and technical justification for materials that is not meeting Saudi Aramco Material System Specification (SAMSS) to avoid any delay in issuing Purchase Orders.
2.	Materials or equipment’s that has deviation from SAMSS must be identified by ICC/SCEC along with technical justification.
3.	Transformers lead days is about 308 days after placement of PO, which is not acceptable.
4.	Deliveries of all the materials shall be ensured according to the site requirements in align with revised Project Schedule (Rev.2).
Should you have any questions, please contact Yaser A. Al-Johani, Project Engineer on Tel.  No. +966 12 422 4686.
