1. Provide exact and latest agreed delivery dates for receipt of package substations, endorsed by the supplier.
2. Provide exact dates for completing the MV cable laying from SEC substation to KAM rd.
3. Provide the method to be adopted for dealing with missing or undelivered package substations on the line from SEC Substation to KAm road.
4. It is advisable to follow the IFC if procurement of package substations will remain a bottleneck in energising the KAM road.

