#IC to provide full set of drawing; SAPMT will not allow any further delays in terms of issuing the outstanding shop drawings since the IFC were ridiculously delayed because IC management are still searching for out of scope items.
#Provide all relevant vendor shop drawings together with this submittal and avoid using Note 4-6 as a scapegoat/ incomplete submittal; Note 7 is not valid since the drawing mentioned (VA-846799-001) does not show any specific details other than that shown on VA-847106-0F1.
#Based on the Auxiliary Gate Elevation Section on VA-847105-0F1 there is a big level difference between the sliding gate and the precast foundation footing; provide cross section indicating the interface between the two.