SAPMT has reviewed the subject submittal dated December 15, 2013 and has the following comments:

1.	ICC shall conduct site survey to locate all the affected existing facilities and cables with reference to the coordinates mentioned in the as-built drawings and propose methods of securing cables used for both SONAR and RADAR without affecting or interrupting the service.
2.	A schedule detailing the activities and duration of works has to be included and submitted for approval.
3.	ICC shall submit list of personnel with certifications approved by SAPMT on performing the fiber cable splicing, termination and testing.
4.	A complete method statement integrating all works including civil, electrical, communications, security, environment, safety, quality, traffic, access permissions shall be submitted instead of providing incomplete and non-coherent documents.
It is advisable to start the schedule with works requiring lesser interfaces, like dismantling works of treatment plant etc.

Should you have any questions, please contact Fahad A. Al-Balawi, Sr. Project Engineer on Tel.  No. +966 12 422 4393.
