1. Clarify and revise the attached Overall Work Schedule since it is contradicting to the detailed  work schedule.

2. Any work exclusion by ESE shall be removed and all of these activities shall be included if required to complete the relocation work. ICC shall review the document, do quality check and avoid such phrases prior sending to SAPMT for review.

3. ICC/ESE shall start on technical submission of the fiber optic cable to be used in this activity and to place purchase order as soon as possible.

4. Equipment and tools for splcing, terminationa and testing of fiber optic cable shall be included in the list.

5. Ensure the fiber optic cable splicers are with certifications approved by ARAMCO or equivalent as per SAES-T-928. List down the name of the splicers and attached their certificates.
