SAPMT has reviewed the subject submittal dated December 22, 2014 and has the following comment:

1.	The recovery schedule is not complete as submitted. Please submit a P6 soft copy of the recovery schedule along with progress curves for procurement and construction.
2.	Ensure that the slippage is recovered within the next 2 to 3 months and not spread till the end of the project.
IC shall ensure that no scope change or cost/schedule implication arises from this letter.

Should you have any questions, please contact Sohail Moughal, Project Engineer at 012 422-4570.
