a. Construction Progress Claim has been inflated by IC and shall reflect the real construction works accomplished at site and the same has to be endorsed by SAPMT. Procurement Progress may get reduced for Civil & Structural Material according to the progress measurement as agreed between SAPMT & ICC on December 16, 2013 at SAPMT office.//b. Provide reasons for delays in progress and ways to recover.//c. 2-wk look ahead shall be included in the weekly prgress report.