Referring to meetings held with Mobily on October 23, 2013, Water Supply Company on November 05, 2013 and STC on December 03, 2013; SAPMT reiterates that KAUST shall facilitate the process of acquiring the exact coordinates of all these utilities or any others which fall within the KAUST land. After the exact locations are established, SAPMT shall ensure that work on the KAUST Perimeter Security Systems project proceeds with full consideration for the safeguard of these utilities until they are relocated to outside of KAUST land with consultation with relevant utility companies. Based on the mutually agreed quantity estimates provided by KAUST and the utility companies for the relocations, SAPMT shall execute the relocation work for the following Utilities:

1- Only Affected STC Fiber Optics Cables 
2- Only Affected Mobily Fiber Optics 
3- Only Affected Water Supply Pipes. 

It shall be noted that SEC has already agreed during the meeting on October 23, 2013 to relocate affected overhead cables where KAUST is urged to follow-up with SEC to expedite the relevant relocations.

Should you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.
