With referecne to IC request dated 06 July 2014 to extend the completion date (Final system acceptance) of the subject project, SAPMT agrees to provide the extension till 31 July 2015, based on the following conditions.

1. The completion date is extended on contractors request to complete the scope of work as agreed at contract signing and thus shall not add any extra cost to Saudi Aramco.
2. A revised baseline schedule shall be submitted by IC for SAPMT acceptance.
3. A revised milestones chart shall be submitted by IC for SAPMT acceptance.
4. An extension status report shall be provided by IC every two months to show the variances between planned/ actual activities and invoice payments, proving IC adherence with the revised schedule.
5. IC is advised to acquire or re-allocate as necessary its resources to meet with the new deadlines and milestones and not to postpone or slow down on-going activities.
6. It is IC responsibility to deliver the lump sum project on turn key basis according to the agreed scope of work and Saudi Aramco Standards.

