Planned Dates for many items have already exhausted, 

For example:

- PO Placement of Interlock for Ditch  Concrete Hollow Blocks
- Material Submittal for Planting Soil, Boulders, Road Signage & Markings, Plastering Accessories, Metal Doors
- Material Approval for Sub base, Geo Textile, Curing Agent, Paints, etc.,
- Material Submittal for Package Substations, Switch Gears, Boxes, Wires & Switches, Electrical Conduits & Fittings, Cable Trays, Fire Alarm System, Data network System, etc.,
- Material Submittal for Potable & Fire Water Pipes, Valves & Acces., Fire Hydrants & Accs., Fire Extinguisher & Acces., Sewer FRP Manholes, uPVC Pipes, DDC Panel for HVAC, Diesel Generator, etc.,
- PO Placement for Security and Access Control System such as Reader Interface, Badging Stations, Operator workstations, Intercom Interface, Barriers & Turnstiles, SACS LAN Network, etc., 

It is the repeated comment on all revision of this document.