a. IC shall provide a "general schedule for concreting" showing times of start of inspections for rebars, formwork and concrete pouring, so that it is well known and can be followed by the whole team, including FCC, IC, SAPID and SAPMT. //b. IC shall ensure that at the scheduled times in the "general schedule for concreting" all works are ready for inspection, and FCC and IC have conducted a joint inspection already before inviting PMT/ PID for inspection, otherwise related activities shall be shifted to the next day. However, very minor modifications can be tolerated and allowed on the discretion of the inspection staff.//c. IC shall ensure that FCC and IC quality personnel are present at the scheduled times for inspections and also during critical activities. //d. All surveying work, cleaning rebars and formworks inspections shall be conducted during daylight. //c. SAPMT has no objection to concrete pours at late hours as long as manhours/shifts are managed in a practical and humanistic way by the contractor.