1. In project achievement item # 4, ICC failed to close the remaining YES item, as of March 11, 2015 there were open 14 YES item and 59 NO item.
2. In project achievement item # 7, MV and LV cableS delivered on site were only 50 percent, and 36% respectively.
3. Project Bottlenecks/obstales shall include the following:
 * Failure of ICC to provide the Letter of Credit for long lead items.
 * ICC MEP subcontractors failed to execute shop drawings and construction works due to poor knowledge in the field.
 * Work stoppage of sub-contractors due to non-payment of ICC for progress invoice.
 