The testing plan is accepted principally for the suggested dates and the following comments are to be incorporated;

1.	It is the responsibility of ICC and its subcontractors to ensure that the requirements of K-rated testing standards or equivalent approved standards are adhered with completely and the pre-cast walls meet the performance criteria mentioned in the scope of work.
2.	Provide when available; information about the exact date when the concrete with desired strength shall be poured for wall panels and columns to be tested, preferably with pictures, so that the desired curing time can be monitored.
3.	Provide information about the media type to be created and submitted to record the test.
4.	Provide the document of the standard with the submission.
5.	Ensure that all remarks from SCEC on the test installation shop drawings are incorporated/ acknowledged by the testing agency.
6.	Attach the SAPMT letter of approval for mix designs in Appendix-C.
7.	Provide more details on shop drawing in Appendix-B showing Truck specifications, wall specifications, drawing scales and distances etc.
¬Should you have any questions, please contact Fahad A. Al-Balawi, Sr. Project Engineer on Tel.  No. +966 12 422 4393.
