1. Despite of several reminders of PMT that exploration has to be done on the exact location of cut, ICC refuse to do it. The location of the cut  has been determined by a calibrated instrument which shows that the exact position of the cut is located underneath KAM access road outbound lane.
2. It is only ICC/AYASH AL-HARBI contractor who did the earthworks within the area.
3. Contractor has to follow contract schedule A para. 5.3 and schedule B para. 4.3 in securing all underground utilities. It has to be noted that existing as-built drawings has been shared to the contractor in the early stage of the detail design, and furthermore cable marker were positioned in so many places of the area.