References are made to the above mentioned subject and further to your letter No 1164 dated may 03, the negative progress variance in procurement and construction are still growing every week since march 19. 

SAPMT informed IC in various meetings to achive 2%

SCH-A para 9.1 and 9.2, contractors failure to comply with the approved schedule constitutes a substantial breach

SAPMT is requesting IC to provide casues of delay

