Coordinates at the sea ( toe of rip-rap ) if wall is continued straight to sea is N =2464025.746 and E = 509349.353, giving Station +14.770km. Currently the Contractor is 27metres short from this last point. Scope of Works for the project is +15.000km, hence security wall to be continued straight up to the sea. The last precast base and wall-post as per " Brick Wall Detail" shown on drawing VA-846505-010-OF1, should be at the edge of rip-rap sloped surface tailing into the sea. 

This continuation is at no extra cost to the project and no delay claim on the schedule since the Scope Of Work is clear that the wall is approximately 15km. 

