1. The claused refer to in the TQ sets a time limitation for ending curing only and not allowing for transportation. Provide references to clauses from Saudi Aramco standards or inspection checklists or other applicable standards (ACI or PCI) where transporation of precast panels is allowed after 7 days or after achieveing a certian strength. 
2. In case no such transportation limitations are mentioned in any standards, the IC proposal to move the panels from the yard at any time or at a certian strength shall be concurred by the designer and approved by SAPMT.
3. IC may suggest a method to prove that 100% strength has been achieved at any time before 28 days and transport the panels.
4. In all cases any cracking, chipping, spalling of concrete members due to mishandling and during transportation shall fall within the limitations set by the "repair works matrix for precast elements" dated 19 May 2014. 
5. Any damaged precast members outside the limitations set by the above said matrix shall be considered unusable.
