Kaust is urged to coordinate with SEC to start works for laying of new power cables and remove the existing overhead lines with immidiate effect. The overhead lines have become an obstruction to the construction of security buildings at gates 2 and 3.

While the contrator has completed the surveys and marked the route of the proposed SEC cable at road crossings, SEC can start laying direct buried cables without waiting for the concrete duct banks. The roads have not been constructed yet and SAPMT shall ensure that the laid cables are protected by the concrete duct baks when roads are constructed.

