a. To ensure proper record keeping, prepare a list of all items to be removed with their quantities, models and serial numbers and submit to SAPMT after removing/ dismantling.// b.  The RADAR power supply has to be connected in sonar shelter # 1 prior the removal of IDAS Distribution panel DP-01. //3. Any work exclusion mentioned by ESE which comprises of the scope of the project, shall be removed from method statement. ICC shall review the document, perform a quality check and remove such exclusion phrases prior sending to SAPMT for review. //c. ICC/ESE shall start on technical submission of the fiber optic cable to be used in this activity and to place purchase order as soon as possible. //d. Equipment and tools for splicing, terminations and testing of fiber optic cable shall be submitted for approval. //e. Ensure the fiber optic cable splicers are with certifications approved by ARAMCO or equivalent as per SAES-T-928. List down the name of the splicers and attach their certificates.//f. Consider the removal of IDAS along the KAM access road as top priority in order to facilitate the construction of KAM access road and laying of utilities for KAM project.//g. Ensure that all related safety and quality staff along with discipline specialists is present on site during removal, stocking and re-installation.