Please refer to our meeting in March 2015 which was arranged to make certain that KAM road is completed as per agreed schedule and handed over to the proponent. It was also discussed to recover from the overall project progress slippage which has been increasing since then and has now reached to ~15%. 
 
The backfilling of lagoon and erection of precast wall in the north have completed but we still need a progress of at least 2.5% per week to recover, which has not happened, and it seems that prioritised and concentrated efforts are required to overcome the following.
 
1.	EILs for KAM road have not been closed
2.	Re-installation of Old Wall with security systems for North area to secure KAM road is incomplete due to inadequate equipment, manpower and materials
3.	The base course works and asphalt works in the North and elsewhere are on hold due to subcontractor issues
4.	Construction of Security buildings at gate 2 and 3, despite the agreement to complete in May, 2015, have slowed down due to inadequate formwork, scaffolding and finishing materials
5.	South Culvert / South Beach/ Island wall construction are slow due to inadequate manpower and equipment
6. Material procurements for electrical, HVAC, communications and security equipments are delayed.
7.	A recovery schedule to complete the remaining activities has not been prepared so that it can be agreed and followed to acquire project completion on time
8. Various Key roles have demobilised from the site and site manpower shortages are slowing down the progress on buildings and culverts
Please let us know how you can help us complete the project on time and find ways to recover. Let us know if you have any concerns requiring my feedback or assistance.
