Your support is kindly requested to allow access to Marine gate area to continue the works for precast wall, gatehouse and the guardhouse. The permission to access the area was granted by KAUST on April 28, 2015 as per attached letter but access was rejected by National Guards.

The existing chain-link fence is closed from the east entrance but wide open on the south side for any possible intrusions and hence cannot be considered as a security feature. The road to the chain-link gate has also been declared redundant due to the MOT bridge construction and any future access from public will be blocked.

Most of the wall construction in the north is completed and works in the Marine gate area have to commence to avoid any further delays and assure timely completion.

Should you have any questions, please contact Ahmed S. Khogeer, Sr. Project Engineer (A) at 012 422-4570.
