SAPMT has reviewed the subject submittal dated May 03, 2014 and has no objection with the following comments:
1.	Work shall be done according to Scope of work document PE000002 section 1.2.2.1.17.1 para f and g, where irrigation lines are to be provided at the median and both sides of the KAM Access Road.
2.	Detailed design for the irrigation systems for KAM access Road shall be submitted by 15 May 2014.
3.	The flow lines, branch lines, power cables, control cables, inspection pits, valve boxes  shall be marked on ground by 20 May 2014.
4.	A list of resources available for the subcontract shall be provided by 15 May 2014.
5.	A schedule of works in accordance with the KAM tracking sheets being followed by IC shall be provided by 15 May 2014.
6.	New irrigation control system shall be compatible with existing KAUST irrigation system (which isâ€ Rain Birdâ€ make).
7.	Provide details of connecting new system with existing Irrigation central control station.
8.	Provide all technical submittals before 20 May 2014.
9.	CVs of contractorâ€™s key/ technical personnel shall be submitted for SAPMT approval by 15 May 2014.
10.	A copy of the unpriced subcontract showing the agreed upon scope of work in the subcontract shall be provided by 10 May 2014.
Should you have any questions, please contact Fahad A. Al-Balawi, Sr. Project Engineer at Tel No. +966 2 422-4393.
