As discussed during SAPMT/IC/SCEC meeting dated Feb. 9, 2014, SAPMT/IC/SCEC conference call dated March 10, 2014 and progress meeting # 28 dated March 31, the power cable feeding the Generator Building shall tie in with SEC#2 substation, whereas in the BID package the tie in was identified to be with substation #4. IC is urged to provide the details of impacts occurring with this variation, along with revised design layouts, shop drawings and material submittals as necessary.
Should you have any questions, please contact Fahad A. Al-Balawi, Sr. Project Engineer on Tel.  No. +966 12 422 4393.
