INSERT INTO `review` VALUES(2383, 1401, 70, 'Revise drawings No. IC-SD-846642-101-01& IC-SD-846642-102-01 of gate #2 due to change of the electrical sleeves size from 1.25 inch to 1.5 inch as per the site condition. I prefer the other team members ( Mr. Prasad and Mr. Marwin review the submittal.\r\n\r\n\r\n', 2, 'sent', '2014-07-31');
INSERT INTO `review` VALUES(2384, 1402, 11, 'No more further comment.', 1, 'sent', '2014-08-05');
INSERT INTO `review` VALUES(2385, 1402, 72, '1. ICC Responsibility to ensure Boat identification system shall comply with the project specification and requirement.', 2, 'sent', '2014-08-09');
INSERT INTO `review` VALUES(2386, 1403, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2387, 1403, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2388, 1404, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2389, 1407, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2390, 1408, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2391, 1408, 47, 'No Comment', 1, 'sent', '2014-08-10');
INSERT INTO `review` VALUES(2392, 1409, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2393, 1409, 47, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2394, 1409, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2395, 1410, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2396, 1410, 11, 'It is the total responsibility of the contractor to ensure compliance with Project specification, and IFC drawings.', 2, 'sent', '2014-08-06');
INSERT INTO `review` VALUES(2397, 1411, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2398, 1411, 30, '1. SAPMT comment no. 1 still not complied since the attached IFC drawing only applies to SACS. Attach other drawings applicable to other systems with servers.\r\n2. SAPMT comment no. 2 also not complied due to incomplete attached drawings. The redundancy and OS requirement must be indicated in the High level Document.\r\n3. SAPMT comment no. 3 still not complied since calculation or technical justification or compliance certificate/recommendation from manufacturer are not provided.\r\n', 3, 'sent', '2014-08-07');
INSERT INTO `review` VALUES(2399, 1412, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2400, 1412, 30, '1. Ensure that the size and dimensions of sub-ducts and duct plugs are chosen correctly and fitted as per project requirements.\r\n2. Ensure the Fiber cable simplex plug shall fit to all fiber optic cable sizes for 8 cores, 24 cores and 96 cores.\r\n3. Subduct type/specification and color code must comply to SAES-T-624, Paragraph 4.3.', 2, 'sent', '2014-08-06');
INSERT INTO `review` VALUES(2401, 1413, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2402, 1414, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2403, 1415, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2404, 1416, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2405, 1416, 30, 'approved with no comment', 1, 'sent', '2014-08-07');
INSERT INTO `review` VALUES(2406, 1417, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2407, 1417, 11, 'No futher comment.', 1, 'sent', '2014-08-06');
INSERT INTO `review` VALUES(2408, 1418, 45, '1. The Corrective Action Report is in order. The Contractor is duty-bound to effect the corrective or prevetive actions to the hazards, aspects and/or threats identified in the operations as per SBOIs, Focus and Major inspections as to the the schedule committed. This record shall be maintained in the record of Contractor compliance.\r\n2. Future SHE issues of this nature shall require the same action from the Contractor and shall be maintained on file ready for verification anytime PMOD requires it.\r\n3. Except for the regulatory and other SA Standard compliances such as Opearators certifications, all the others issues in the report has been verified and showed compliance.\r\n4. Maintain copies of these report on file for verification purposes by PMOD at the end of each operational year c/o Contractor Safety Department and SAPMT c/o Mr. Allah Ditta.', 0, 'sent', '2014-08-08');
INSERT INTO `review` VALUES(2409, 1419, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2410, 1419, 28, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2411, 1420, 30, '1. Method Statement shall be provided and applied for the two cut sections of the IDAS FOC.\r\n2. The new 96 core FOC shall be reel tested prior to installation.\r\n3. Only approved, experienced and ARAMCO certified splicers and testers are allowed to conduct the splicing and testing of the FOC.\r\n4. OTDR (Optical Time DOmain Reflectometer) shall be conducted, however Light Source Power Meter testing, Chromatic Dispersion (CD) and Polarization Mode Dispersion (PMD) must be conducted if required by client in compliance to SAES-T-634.\r\n5. Locate and reflect the fiber marker post. Material shall be provided by KAUST.\r\n6. Ensure all required materials and equipment are available to site prior rectification such as the splicing van, splice closures, manhole, subducts and duct plugs. \r\n7. Test Reports must be documented and submitted for acceptance.\r\n8. Manual excavation is highly recommended at areas where other utilities are installed to avoid any damage.\r\n9. Consider and attach Planned Schedule with the duration of all Works/Activities.\r\n10. MS shall be reviewed and approved by QA Manager.', 3, 'sent', '2014-08-07');
INSERT INTO `review` VALUES(2412, 1421, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2413, 1421, 30, '1. Ensure all manhole hardware and accessories shall comply all the dimension and specification as per SAES-T-911, Paragraph 5.2.8.7 and Aramco Standard drawing SASD AA-036794.\r\n2. All manhole hardware must be non-corrosive type such as hop dipped galavanized or better.\r\n3. Include and provide plastic inserts as it is not included in this submittal.\r\n4. Method Statement shall be provided for the fabrication process of the manhole with compliance to SASD AA-036794.\r\n5. Submit Grounding material required for the manhole with compliance to SAES-T-911, Paragraph 5.2.8.8.', 2, 'sent', '2014-08-06');
INSERT INTO `review` VALUES(2414, 1422, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2415, 1402, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2416, 1401, 30, 'Ensure that the drawings are reviewed by your communications designer ESE.', 2, 'sent', '2014-08-17');
INSERT INTO `review` VALUES(2417, 1401, 72, '1. ICC shall assure fire alarm panel ,lighting apanel and other electrical panles under the indoor A/C unit to be relocated to other safe  place . ', 2, 'sent', '2014-08-19');
INSERT INTO `review` VALUES(2419, 1424, 83, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2420, 1424, 47, '# All design coordinates to be followed on site; where coordinates are not provided SAPMT & IC surveyor to interpolate and seek design concurrence from SCEC coordinator on site.\r\n#IC/ SCEC are still struggling to provide colored drawings for SAPMT review and approval; i.e even the drawing title block is not consistent on the submittals.\r\n#IC/SCEC were advised to provide a clear duplicate AutoCad/PDF drawing copy but they all look the same and we are struggling to read and provide a fair comment on the submittals.', 2, 'sent', '2014-08-10');
INSERT INTO `review` VALUES(2421, 1425, 47, '# All design coordinates to be followed on site; where coordinates are not provided SAPMT & IC surveyor to interpolate and seek design concurrence from SCEC coordinator on site.\r\n#IC/ SCEC are still struggling to provide colored drawings for SAPMT review and approval; i.e even the drawing  title block is not consistent on the submittals.\r\n#IC/SCEC were advised to provide a clear duplicate AutoCad/PDF drawing copy but they all look the same and we are struggling to read and provide a fair comment on the submittals.', 2, 'sent', '2014-08-10');
INSERT INTO `review` VALUES(2422, 1425, 83, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2423, 1426, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2424, 1426, 28, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2425, 1427, 45, '1. Contractor to submit a Corrective Action Report (CAR) specifying the actions taken and thje date/s each committedd action are implemeted for SAPMTs verification and close-out.\r\n2. The Contractor shall maintain a register to monitor status of concerns until all are closed-out. Furnish SAPMT with a regular report for management purposes and a copy furnished to Departmental Safety Coordinator c/o Safety Advisor of the project\r\n3. All issues shall be closed-out before the next inspection schedule.', 0, 'sent', '2014-08-09');
INSERT INTO `review` VALUES(2426, 1431, 11, 'The letter is for information only.\r\n\r\nThe result of the proof of concept partially is the acceptance of model AXIS fixed camera, however, KAUST proponent is looking now to compare AXIS camera to BOSH camera.\r\n\r\nESE is in preparation to provide BOSH camera and the proof of concept might be next week.\r\n', 2, 'sent', '2014-08-13');
INSERT INTO `review` VALUES(2427, 1428, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2428, 1430, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2429, 1430, 47, 'For Info Only', 1, 'sent', '2014-08-10');
INSERT INTO `review` VALUES(2430, 1432, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2431, 1429, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2432, 1429, 11, 'No comment sir.', 3, 'Pending', '2014-08-17');
INSERT INTO `review` VALUES(2433, 1433, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2434, 1434, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2435, 1435, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2436, 1438, 83, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2437, 1438, 47, '#Refer to VA-846505-003-0F1\r\n-The drainage slope provided to the french drain is too steep, IC to adjust the slope as discussed wit June(Scec coordinator)\r\n-IC is still submitting the road cross section drawing with 3 No. trees at Kam road, IC to follow the IFB drawings and all the correspondence to finalize the IFC package.\r\n-IC drawings are not readable and too general, does not indicate/ cloud out what SAPMT should focuss on during the review/ approval\r\n\r\n#SD-FCC-846477-206-02\r\nIC to adhere to the approved design perimeter fence pattern of using 3 No. or less WP-01 complimented by 1 No. WP-02 or use WP-02 back to back as discussed at the corners or middle sections', 3, 'sent', '2014-08-16');
INSERT INTO `review` VALUES(2438, 1441, 47, '#Item No.2 on the submittal is still pending; \r\n-IC is failing to provide a colored copy drawings with visible details for a proper SAPMT review\r\n-IC is always submitting general submittals/ drawings for SAPMT approval', 3, 'sent', '2014-08-16');
INSERT INTO `review` VALUES(2439, 1441, 70, 'No comment', 1, 'sent', '2014-08-18');
INSERT INTO `review` VALUES(2440, 1437, 11, 'The contractor has to include additional informations and documents prior the request.\r\n\r\n1. Provide the names, and related IQAMA''s of the personnel that will be working such as unloading, uploading and assembling of materials.\r\n2. Provide the vehicle STIMARA\r\n3. Graphical position of the area (aerial map) with identified location of the propose storage/assembly area.\r\n4. The provided coordinates coming from google map is not acceptable, use only Saudi Aramco standard Northing & Easting coordinates Ain Al Abd.\r\n\r\n', 4, 'sent', '2014-08-17');
INSERT INTO `review` VALUES(2441, 1444, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2442, 1445, 11, '1. All stub-up conduits shall be coordinated with Electrical, Communication and Security drawings, proper routing direction of the undeground conduits has to be reflected.\r\n2. Provide additional details for system disconnect enclosure, stating the rating of the disconnect switch and identify if it is fusible or non-fusible switch.\r\n3. Provide more details for the condensate drain pit.\r\n4. Consider to include the Grounding details, Power Supply source, and wiring diagrams of the Vehicle X-ray machine.', 3, 'sent', '2014-08-17');
INSERT INTO `review` VALUES(2443, 1445, 70, 'No comment', 1, 'sent', '2014-08-18');
INSERT INTO `review` VALUES(2444, 1445, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2445, 1446, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2447, 1447, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2448, 1448, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2449, 1449, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2450, 1450, 47, '#ICC to focus on asphalt construction at Kam Road which is scheduled for next week.', 3, 'sent', '2014-08-20');
INSERT INTO `review` VALUES(2451, 1450, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2452, 1450, 22, 'No comments', 1, 'sent', '2014-11-05');
INSERT INTO `review` VALUES(2453, 1451, 70, 'IC should show Lieutenant Mashaal the letter from Navy and if he has an issue IC has to approch his leader or supoervisor. on the other hand IC has to start the work on the area after the Navy Gate toward the sea its long distance.', 2, 'sent', '2014-08-18');
INSERT INTO `review` VALUES(2454, 1452, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2455, 1452, 47, '#ICC ignored the BID and the existing Kaust Standard Road drawings issued to them during detailed design, please refer to KA-714497-001-C (Bid drawing) and VA-446452-002-00(Existing Kaust Road drawing).\r\n#ICC to issue a detailed transitional curb where the existing road width and proposed width varies.', 3, 'sent', '2014-08-20');
INSERT INTO `review` VALUES(2456, 1452, 70, 'As per SCES note the curb stone is similar to existing curb stone which is fine but its Negative change order because the curb stone shape is not like in the IFB. The contractor saving around 300 cubic meters approximately. ', 2, 'sent', '2014-08-20');
INSERT INTO `review` VALUES(2457, 1453, 11, '1. Ensure that all SONAR heads should be monitored from JFCC Building control room and SHQ Building control room as per project requirements and scope of work.\r\n2. Ensure that New SONAR system should be the same as existing. \r\n3. Provide a separate power system for the new SONAR # 4 equipment in Shelter # 2 by providing an approved UPS system and back-up batteries.\r\n4. Since the new SONAR # 4 will use existing Sonar System servers and alarm management system, SAPMT will provide a negative change order for all servers that will not be used.\r\n5. Consider providing a shop drawings showing the equipment arrangements in Shelter # 2 cabinet rack, New UPS and related batteries, and electrical single line diagram.\r\n6. Ensure full compliance with Project Specification document and IFC drawings.', 2, 'sent', '2014-09-09');
INSERT INTO `review` VALUES(2458, 1454, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2459, 1455, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2460, 1455, 11, 'No further comment.', 1, 'sent', '2014-08-20');
INSERT INTO `review` VALUES(2461, 1456, 70, 'Provide more details of precast fence at Gate #2 and Gate 3 to avoid any type of irregularity of the view.', 2, 'sent', '2014-08-21');
INSERT INTO `review` VALUES(2462, 1456, 47, '#ICC to ensure that all elevations and coordinates are checked and approved by SA surveyor at different stage of installations from footing up to column cap.', 2, 'sent', '2014-08-21');
INSERT INTO `review` VALUES(2463, 1457, 47, '#ICC to submit a copy of the IFC in relation to the Shop Drawing to be reviewed for clarity\r\n#Provide a removable grating(steel/ plastic) for maintenance purpose\r\n#Maintain the gradient/flow of water from the highest point to the pipe inlet/ outlet downpipe', 2, 'sent', '2014-08-20');
INSERT INTO `review` VALUES(2464, 1458, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2465, 1458, 47, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2466, 1458, 70, 'This submittal also in the second page IC Response and Action items No. 2, 3, 4, 7 & 8 are referring to drawing IC-SD-846863 which is not attached with the submittal. ', 3, 'sent', '2014-08-20');
INSERT INTO `review` VALUES(2467, 1459, 47, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2468, 1459, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2469, 1459, 70, 'In the second page of this submittal - IC Response and Action items No. 2, 3, 4, 7 & 8 are referring to drawing IC-SD-846672 which is not attached with the submittal.', 3, 'sent', '2014-08-20');
INSERT INTO `review` VALUES(2470, 1460, 47, '#Provide the connection details between the column and the block works besides the corner tie which is at every 3rd layer, ie is it smooth or rough with mortar?? refer to IC-SD-846672-101-00\r\n#Provide a detailed bending schedule which includes all rebars size and form. refer to IC-SD-846672-102&103-00\r\n#Provide the fixing bolt details for the suspended ceiling to the slab and the wall angle plates to the wall sides. refer to IC-SD-846672-104-00\r\n#ICC is advised to provide a single design for identical structures or building like gate 2/3 and only indicate on the notes or title that it is applicable for both.', 2, 'sent', '2014-08-23');
INSERT INTO `review` VALUES(2471, 1460, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2472, 1460, 70, 'No comment', 1, 'sent', '2014-08-21');
INSERT INTO `review` VALUES(2473, 1461, 47, '#Provide the connection details between the column and the block works besides the corner tie which is at every 3rd layer, ie is it smooth or rough with mortar?? refer to IC-SD-846863-101-00\r\n#Provide a detailed bending schedule which includes all rebars size and form. refer to IC-SD-846863-102&103-00\r\n#Provide the fixing bolt details for the suspended ceiling to the slab and the wall angle plates to the wall sides. refer to IC-SD-846863-104-00', 2, 'sent', '2014-08-23');
INSERT INTO `review` VALUES(2474, 1461, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2475, 1461, 70, 'No comment', 1, 'sent', '2014-08-21');
INSERT INTO `review` VALUES(2476, 1462, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2477, 1462, 70, 'For bubbles Dia. ˂ 5 mm it’s depending on the number of the bubbles and the depth of them; if the bubbles are few will not be recognized from far which can accepted. The greater size they will repair them as per the method statement for repair precast. SAPMT has the right to claim negative change order in future due to the failure of contractor to avoid the bubbles during the casting.', 2, 'sent', '2014-08-25');
INSERT INTO `review` VALUES(2478, 1462, 47, 'ICC is urged to refer to the approved repair works matrix for accepted tolerances and out of tolerance there is an approved repair materials and methods as per approved ITP and MS.', 2, 'sent', '2014-08-24');
INSERT INTO `review` VALUES(2479, 1463, 11, '1. The calculated illumination for waiting area and ID office failed to meet the Saudi Aramco requirements as stated in Table 4 of SAES P-123\r\n2. Provide solution to meet the standard requirements of 500 lux for waiting area and ID office.', 3, 'sent', '2014-08-24');
INSERT INTO `review` VALUES(2480, 1464, 11, '1. Ensure that all sleeves has to be sealed with approved fire retardant sealant after completion of conduiting works.', 2, 'sent', '2014-08-24');
INSERT INTO `review` VALUES(2481, 1464, 30, '1. Provide and attach applicable communication and security drawings showing that the sleeves are required at the roof slab. Without any reference or justification, proposed sleeves are not acceptable.\r\n2. SCEC shall evaluate and verify the purpose of the sleeves prior stamping it. ', 4, 'sent', '2014-08-24');
INSERT INTO `review` VALUES(2482, 1464, 72, 'ICC already modified this drawing,and agreed for a new submittal.', 3, 'sent', '2014-08-25');
INSERT INTO `review` VALUES(2483, 1465, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2484, 1466, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2485, 1466, 11, '1. Contractor has to fulfil the HCIS requirement for UPS battery requirements in accordance with SEC-07 para. 4.3.5., \r\n2. Contractor has to consider adjusting the battery room size or look for another approved vendor that will comply with the HCIS requirements without any cost to Saudi Aramco.', 3, 'sent', '2014-08-24');
INSERT INTO `review` VALUES(2486, 1466, 71, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2487, 1467, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2488, 1468, 11, '1. All conduits penetrating inside concrete shall be PVC type as stated in SAES P-104. para. 15.4.1\r\n2. Support for conduits and boxes shall be thru channel erector components such as unistrut as per SAES P-104 para. 8.10.1\r\n3. The flexible conduit for floodlight mounted outdoor shall be approved liquid type flexible conduit and not ordinary flexible conduit.\r\n4. Provide grounding/bonding connections for the turntile metal body, and x ray machine body, metal detector body.\r\n5. Replace flexible conduit with Ridid Steel PVC coated conduit connecting disconnect switch & Main power feeder.\r\n', 3, 'sent', '2014-08-24');
INSERT INTO `review` VALUES(2489, 1469, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2490, 1470, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2491, 1471, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2492, 1471, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2493, 1472, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2494, 1473, 72, 'WORK TO BE DONE BY KPSS CONTRACTOR ( ICC )\r\n1.	Construction of concrete encased duct bank for MV cable – 6 inch sleeve, Number of sleeves – 2 ,Length – 20 meter approx.\r\n2.	Construction of concrete encased duct bank for LV cable – 4 inch sleeve, Number of sleeves – 7 , Length – 20 meter approx.\r\n3.	Construction of concrete encased duct bank for IDAS lighting cable – 4 inch sleeve, Number of sleeves – 2 , Length – 20 meter approx.\r\n4.	Construction of concrete encased duct bank for Patrol road lighting cable – 4 inch sleeve, Number of sleeves – 2 , Length – 20 meter approx.\r\n5.	Construction of concrete encased duct bank for FOC cable – 4 inch sleeve, Number of sleeves – 6 , Length – 20 meter approx.\r\n6.	Construction of concrete encased duct bank for FOC redundant cable – 4 inch sleeve, Number of sleeves – 2 , Length – 20 meter approx.\r\nWORK TO BE DONE BY NSH CONTRACTOR \r\n1.	Installation of crash rated pre cast concrete fence including excavation, backfilling, grading – panel -14 No’s, footings – 14 nos,column& column cap – 14 nos, according to approved method statements, with approved grouting materials, according to approved standards\r\n2.	Installation of lighting poles for IDAS including pole foundation, cabling and termination- 3 Nos.\r\n3.	Installation of lighting poles for Patrol road including pole foundation, cabling and termination- 3 nos.\r\n4.	Required excavations, backfilling, grading in and around the security corridor up to the maintenance road.\r\n5.	Re-Activation of IDAS in coordination with KAUST to close the gap\r\n6.	Storage of precast elements, columns, walls, foundations, column caps on A-frames\r\n\r\n \r\n', 0, 'sent', '2014-08-25');
INSERT INTO `review` VALUES(2495, 1475, 30, 'Contractor may proceed to implement their proposed Method Statement with the following considerations that must be applied:\r\n1. Submit documents for the third party FOC splicers/testers with certification/approval by Saudi Aramco for review and acceptance. This is to comply SAPMT comment item 3.\r\n2. Ensure all testing equipment are available and possess the feautures/modules to test CD/PMD to comply SAES-T-634. This is to comply SAPMT comment item 4.\r\n3. Planned Schedule shall be provided to be reviewed by SAPMT prior to execution of the works. Ensure only experienced and qualified personnel are available to execute the work.\r\n4. Ensure all material and equipment needed are present during the execution of the work.', 2, 'sent', '2014-08-26');
INSERT INTO `review` VALUES(2496, 1474, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2497, 1474, 72, '\r\n 1. PACU  condensor coils shall be copper fins on copper coils as per IFB  drawing and SAES-K001 Para 4.8.4.9.\r\n\r\n 2. PACU model number in each buildings to be mentioned in the summary sheet.', 3, 'sent', '2014-08-28');
INSERT INTO `review` VALUES(2498, 1474, 11, 'The proposed Package Airconditioning Unit is electrically okay, however, concern for the mechanical issues such as aluminum fins to be changed into copper fins has to be addressed.', 3, 'sent', '2014-08-31');
INSERT INTO `review` VALUES(2499, 1476, 70, 'Conditionally approved for three months to see if he is capable for this position or not.', 2, 'sent', '2014-08-31');
INSERT INTO `review` VALUES(2500, 1478, 30, '1. Ensure that your manhole to be replaced shall undergo SAPID inspection and acceptance.\r\n2. Provide specific date of replacement.\r\n\r\nNote: Please provide copy to RPI Team for their review and acceptance since IC Letter was requested by them to allow IC to borrow existing manhole.', 2, 'sent', '2014-08-26');
INSERT INTO `review` VALUES(2501, 1477, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2502, 1479, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2503, 1479, 28, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2504, 1480, 45, 'Okay, this will serve as initial notification to SAPMT. Awaits the final Accident Report within 3 days after receipt hereof. ', 0, 'sent', '2014-08-31');
INSERT INTO `review` VALUES(2505, 1480, 70, 'No Comment', 1, 'sent', '2014-08-27');
INSERT INTO `review` VALUES(2508, 1482, 72, '1. Metal hallide light shall be 250 W.\r\n2. Please confirm the pole and lighting fixture manufacturer,If it is not Selux then please remove the caption " SELUX " from the drawing.\r\n\r\n3. Base plate material in the submittal drawing is different than the sample provided,( Sample - Steel and drawing - Die cast Aluminium )', 3, 'sent', '2014-08-27');
INSERT INTO `review` VALUES(2509, 1482, 11, '1. Use 250W, 230V, 60 metal halide fixture, and remove the note SELUX.\r\n2. Consider re-writing the type of the pole with "Hot Dipped Galvanized steel with finish powder coating".\r\n3. Provide detail for the lighting pole bonding to the grounding grid conductor.\r\n4. Extend the PVC pipe with at least 150 mm stub up, till the top of the pole foundation grade level.\r\n', 3, 'sent', '2014-08-27');
INSERT INTO `review` VALUES(2510, 1483, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2511, 1483, 59, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2512, 1484, 70, 'No Comment', 1, 'sent', '2014-08-31');
INSERT INTO `review` VALUES(2513, 1485, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2514, 1485, 70, 'We need confirmation from SCEC.', 3, 'sent', '2014-08-31');
INSERT INTO `review` VALUES(2515, 1486, 45, '1. The incident report is in compliance with the elements of OHSA standard. However, the FCC General Foreman (Mr. Ibrahim) and the Operations Manager (Mr. Alaa) statements should be included as attachments. This is essential so that they will realize their responsibility over any incident of similar nature in the future.\r\n\r\n2. Accident/incident reporting is a primary responsibility of each employee (workers, supervision and managerial staff alike). Deliberately not reporting the same to higher superiors (SAPMTs) as per Saudi Aramco procedures is an offense chargeable by corresponding Disciplinary Action (DA)of suspension from work or ejection from service depending upon the gravity of offense of covering the accident.\r\n\r\n3.Consider involving a Workers representative of their choice in the Investigation Committee.\r\n \r\n4. All accidents/incidents should undergo a formal investigation by a Committee organized by the HSE Manager. This is to prevent biases and railroading of results which puts the offender/victim in an uncomfortable situation.\r\n\r\n5. From the identified weaknesses of the ICC/FCC, an Action Plan should be formulated for implementation c/o HSE Manager Indicate said plan in a separate sheet for easier understanding and monitoring.\r\n\r\n', 0, 'sent', '2014-08-31');
INSERT INTO `review` VALUES(2516, 1489, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2517, 1490, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2518, 1491, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2519, 1492, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2520, 1493, 47, '#ICC were again reminded why, what and how the  Shop drawing should have.\r\n#It has been observed that ICC/SCEC designers are just copying a section from the IFC and blow it up without any extra/ important details indicated to assist the construction and quality team with the installation method or technique.', 2, 'sent', '2014-09-01');
INSERT INTO `review` VALUES(2521, 1493, 11, 'No comment. I will pass the submittal to zackaria.', 2, 'sent', '2014-09-01');
INSERT INTO `review` VALUES(2522, 1494, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2523, 1496, 28, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2524, 1496, 11, '1. Ensure that the PVC coating for Rigid Steel conduits, fittings, and condulets shall have a thickness of not less than 40 mils as per SAES P-104 para.8.3', 2, 'sent', '2014-09-01');
INSERT INTO `review` VALUES(2525, 1496, 72, '1. PVC coating shall be 1 mm bonded coat.', 2, 'sent', '2014-09-04');
INSERT INTO `review` VALUES(2527, 1497, 59, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2528, 1497, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2529, 1500, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2530, 1501, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2531, 1502, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2532, 1503, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2533, 1504, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2534, 1504, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2535, 1505, 47, '# Provide a clear copy of Aramco''s response to the supplier for Vendor no. 10038661\r\n# Measure the size required properly, avoid splicing as the manufacturer recommended butt welding were length are shorter.', 2, 'sent', '2014-09-03');
INSERT INTO `review` VALUES(2536, 1505, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2537, 1505, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2538, 1506, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2539, 1506, 11, '1. All propose exhaust fans don''t have the provision of back draft damper, This is a non-compliance of project specification, IFC drawing, and SAES K-001 para. 4.8.9 requirements.\r\n2. Consider adding the project specifications, and Saudi Aramco standard requirements for exhaust fans in the compliance sheet provided.\r\n3. Ensure full compliance with IFC drawings, Project Specification, and Saudi Aramco Standard SAES K-001, K-002 and K-003.', 3, 'sent', '2014-09-06');
INSERT INTO `review` VALUES(2540, 1507, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2541, 1507, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2542, 1508, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2543, 1508, 11, '1. Despite of several reminders of PMT that exploration has to be done on the exact location of cut, ICC refuse to do it. The location of the cut  has been determined by a calibrated instrument which shows that the exact position of the cut is located underneath KAM access road outbound lane.\r\n2. It is only ICC/AYASH AL-HARBI contractor who did the earthworks within the area.\r\n3. Contractor has to follow contract schedule A para. 5.3 and schedule B para. 4.3 in securing all underground utilities. It has to be noted that existing as-built drawings has been shared to the contractor in the early stage of the detail design, and furthermore cable marker were positioned in so many places of the area.', 4, 'sent', '2014-09-03');
INSERT INTO `review` VALUES(2544, 1509, 28, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2545, 1509, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2546, 1510, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2547, 1512, 70, 'No Comment.', 1, 'sent', '2014-09-06');
INSERT INTO `review` VALUES(2548, 1513, 70, 'No Comment', 1, 'sent', '2014-09-06');
INSERT INTO `review` VALUES(2549, 1514, 45, '1. The report is in order.\r\n2. All the findings should be religiously brought to ICC Management for discussion during a scheduled Management Meeting to tackle how, when and how much they should be acted.\r\n3. Implement the findings and acted solutions as per agreed timetable''\r\n4. Monitor compliance and close-out issues during the regular inspections.', 0, 'sent', '2014-09-06');
INSERT INTO `review` VALUES(2550, 1516, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2551, 1516, 72, '1. As per IFC drawing and material spec ,Fire alarm cable shall be FPLP type.But the submittal showing which is FPLR type.', 3, 'sent', '2014-09-14');
INSERT INTO `review` VALUES(2552, 1517, 70, 'It’s not recommended due to engagement and so busy at KAM Project. Rabya did not has enough manpower to complete the KAM project and also they failed to finish their scope of work on time at KAUST Phase II project as subcontractor to SBG.', 4, 'sent', '2014-09-11');
INSERT INTO `review` VALUES(2553, 1518, 45, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2554, 1519, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2555, 1519, 70, '•The Road widths of left and right sides are not correct.\r\n•The contractor has to maintain a smooth connection between the existing road (Road 2) and the KAM Access Road for asphalt, curb stone and gutter.\r\n', 3, 'sent', '2014-09-11');
INSERT INTO `review` VALUES(2556, 1520, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2557, 1521, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2558, 1522, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2559, 1523, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2560, 1524, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2561, 1525, 45, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2562, 1526, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2563, 1527, 45, '1. The report will serve as the initial notification report to the SAPMT.\r\n2. The final report shall be submitted within 3 days upon discovery of the incident. At which time the Safety Department of the ICC Contractor shall conduct a thorough investigation, analysis and documentation.\r\n3. The ICC Contractor shall convene for a review of the case and come up with an action plan to mitigate the repetition of the same incident in the future. The HSE Manager and/or designate shall serve as the Secretary and the Project Manager shall be the Chairman or Presiding Officer.\r\n4. The final report shall be documented using the prescribed SA Format.\r\n5. The Project Manager through the HSE Manager shall monitor compliance of all corrective actions arrived at.', 3, 'sent', '2014-09-13');
INSERT INTO `review` VALUES(2564, 1528, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2565, 1529, 28, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2566, 1531, 47, '# provide a detail connection between the proposed culvert, retaining wall and existing dike\r\n# Show erosion protection or bond breakers down stream or upstream as a requirement\r\n# What is the connection detail like between the channel bed, retaining wall and culvert last or first cells.\r\n# provide rebar bending schedule with shapes and codes for all reinforced structures.\r\n# ICC is requested again to submit a much clear or color drawing to indicate all the details of individual structures to be reviewed.\r\n', 3, 'sent', '2014-09-15');
INSERT INTO `review` VALUES(2567, 1532, 72, '\r\n  1. The galvanizing process shall comply with ASTM standards and coatings shall be done by Saudi Aramco approved vendors.\r\n\r\n 2. Ensure that approved lighting fixtures and associated fittings are compatible with the poles.\r\n\r\n  3. Ensure all the specification shall be as per document VE846472,section 2.02\r\n \r\n', 2, 'sent', '2014-09-16');
INSERT INTO `review` VALUES(2568, 1532, 11, '1. Ensure that the approved lighting fixtures and luminaires of Material Submittal MS-054 dated March 27, 2014 and for IDAS lighting, Patrol road Lighting, and Parking lighting are coordinated with the pole. \r\n2. Ensure that lighting pole for IDAS and Patrol road lighting meets the HCIS requirements SEC-04 para. 4.6.2\r\n3. Fuse box and terminal blocks shall be heavy duty type with UL or IEC markings.\r\n4. Lighting pole shall comply with IFC drawing, Project Specification and Saudi Aramco Standard SAES P-123 and HCIS SEC-04.', 2, 'sent', '2014-09-16');
INSERT INTO `review` VALUES(2569, 1533, 70, 'Conditionally approved for three months to see if he capable for this position or not', 2, 'sent', '2014-09-14');
INSERT INTO `review` VALUES(2570, 1535, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2571, 1536, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2572, 1537, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2573, 1538, 28, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2574, 1538, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2576, 1540, 45, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2578, 1539, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2579, 1542, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2580, 1543, 70, 'The surveyor will cover all Aramco projects in Thuwal. ', 2, 'sent', '2014-09-17');
INSERT INTO `review` VALUES(2581, 1544, 47, 'All the design survey points to be confimed on site before,during and after construction ti validate the compliance', 2, 'sent', '2014-09-17');
INSERT INTO `review` VALUES(2582, 1544, 70, 'Due to the size of the UPS room which need precise arrangement of the UPS and the other panels, SAPMT informed IC to get the Vendor and SCEC signatures prior of any shop drawing and works. Kindly provide the layout drawing shows the UPS and the other panels with the approval of SCEC and UPS Vendor.', 3, 'sent', '2014-09-17');
INSERT INTO `review` VALUES(2583, 1544, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2584, 1545, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2585, 1546, 22, 'No comments', 1, 'sent', '2014-11-05');
INSERT INTO `review` VALUES(2586, 1547, 72, 'NO COMMENTS', 1, 'sent', '2014-09-20');
INSERT INTO `review` VALUES(2587, 1547, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2588, 1547, 47, 'ICC to change the submittal subject to "Shop drawing for foundation details and lighting features at Kam Acess Road for this submittal.', 2, 'sent', '2014-09-17');
INSERT INTO `review` VALUES(2589, 1548, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2590, 1549, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2591, 1550, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2592, 1550, 11, 'Forwarded to PID for their review.', 2, 'sent', '2014-09-21');
INSERT INTO `review` VALUES(2593, 1549, 11, 'Forwarded to PID for their review.', 2, 'sent', '2014-09-21');
INSERT INTO `review` VALUES(2594, 1551, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2595, 1551, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2596, 1552, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2597, 1553, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2598, 1554, 28, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2599, 1555, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2600, 1556, 45, '1. Include the Cost of Damage and/or Opportunity LOSS in the report to emphasize the loss caused by the incident.\r\n2. Come-up with an Action Plan with responsibilities and timings for implementation c/o the HSE Manager.\r\n3. Submit a Job Safety and Environmental Analysis (JSEA/RAMS)in implementing the Clearing of the KAM access road as per submitted scheduled activities.\r\n4. Include the lessons learned from the incident during Safety or Coordination Meetings\r\n5. Review the register of Incidences and ICC Management Safety and Health Implementation Plan and come-up with coorective and preventive actions to mitigate loss impacts to operation.\r\n', 3, 'sent', '2014-10-01');
INSERT INTO `review` VALUES(2601, 1548, 47, 'ICC to proceed as per drawing', 2, 'sent', '2014-09-17');
INSERT INTO `review` VALUES(2602, 937, 41, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2603, 1558, 70, 'The Gate houses on hold only but IC has many building can work on them such as UPS buildings, JFCC guard houses ...etc. No claim in future due to idling of manpower.  ', 4, 'sent', '2014-09-28');
INSERT INTO `review` VALUES(2604, 1560, 11, 'No comment ', 1, 'sent', '2014-09-29');
INSERT INTO `review` VALUES(2605, 1560, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2606, 1561, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2607, 1561, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2608, 1562, 11, '1. Consider renaming steel box into back boxes.\r\n2. Ensure that back boxes are UL listed or with approved equal certification.\r\n', 2, 'sent', '2014-09-28');
INSERT INTO `review` VALUES(2609, 1562, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2610, 1563, 47, '#This Shop drawings is approved for Architectural only.\r\n#ICC to submit a separate Civil Shop Drawings for SAPMT review and approval', 2, 'sent', '2014-09-29');
INSERT INTO `review` VALUES(2611, 1564, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2612, 1565, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2613, 1566, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2614, 1566, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2615, 1566, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2616, 1567, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2617, 1568, 45, 'The report is acceptable and will serve as Notification To SAPMT. Awaits the final report within 3 working days as per Saudi Aramco standard.', 3, 'sent', '2014-10-01');
INSERT INTO `review` VALUES(2618, 1569, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2619, 1569, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2620, 1570, 11, 'Consider laying the FOC cable parallel with the road bend near STA. 3+500.', 2, 'sent', '2014-09-28');
INSERT INTO `review` VALUES(2621, 1570, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2622, 1571, 47, '#This Shop drawings is approved for Architectural only.\r\n#ICC to submit a separate Civil Shop Drawings for SAPMT review and approval', 2, 'sent', '2014-09-29');
INSERT INTO `review` VALUES(2623, 1571, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2624, 1572, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2625, 1573, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2626, 1575, 11, 'Ensure only that the modification of the battery room of JFCC and UPS rooms are known to everyone to make sure that no encroachment for other concerns.', 2, 'sent', '2014-09-29');
INSERT INTO `review` VALUES(2627, 1575, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2628, 1576, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2629, 1577, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2630, 1577, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2631, 1577, 47, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2632, 1578, 47, '#This Shop drawings is approved for Architectural only.\r\n#ICC to submit a separate Civil Shop Drawings for SAPMT review and approval', 2, 'sent', '2014-09-29');
INSERT INTO `review` VALUES(2633, 1578, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2634, 1579, 47, '#This Shop drawings is approved for Architectural only.\r\n#ICC to submit a separate Civil Shop Drawings for SAPMT review and approval', 2, 'sent', '2014-09-29');
INSERT INTO `review` VALUES(2635, 1579, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2636, 1580, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2637, 1581, 47, '#These special Footing Shop drawings are approved for Architectural only.\r\n#ICC to submit a separate Civil Shop Drawings for SAPMT review and approval', 2, 'sent', '2014-09-29');
INSERT INTO `review` VALUES(2638, 1581, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2639, 1582, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2640, 1582, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2641, 1583, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2642, 1583, 47, '', 0, 'sent', '');
INSERT INTO `review` VALUES(2643, 1583, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2644, 1584, 11, '1. The approved lighting type for KAM access road is 250 watts High Pressure Sodium type and not LED type. Refer to approved project proposal drawing number KA-714490 sht 001.\r\n2. The use of High Pressure Sodium and Metal Halide type of fixtures were the only Saudi Aramco approved fixtures for street lighting and outdoor lighting thru Saudi Aramco Standard SAES P-123 issued Oct. 19, 2008 and modified version issued Feb. 28, 2010 para. 4.2.4. The KPSS lighting design date has been set to 2010 issued Standards contractually.\r\n2. Technically, changes with the fixture type from HPS to LED has significant impact on the electrical loads, SAES P-123 table 4 requires a minimum of 10 lux for the roadways. With a 30 meter spacing of the lighting pole to meet the existing lighting arrangment, a lighting fixture needs at least a minimum of 23,000 lumens to meet the illumination requirements. There is no available LED fixtures that contains such lumens, a maximum LED lumens can give only 16,800 lumens based on model LED Streetlights, LED Street Light Bulbs, LU8 from DMX LED lighting website.\r\nWith this LU8 maximum lumens availability, we need to increase the number of poles and decrease the spacing pattern, additional switchracks, LV cables are in need to meet the lux requirements. This changes will have a huge varation order and time impact for the project.\r\n\r\n', 4, 'sent', '2014-10-08');
INSERT INTO `review` VALUES(2645, 1584, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2646, 1585, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2647, 1586, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2648, 1586, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2649, 1591, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2650, 1591, 47, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2651, 1591, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2652, 1587, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2653, 1588, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2654, 1589, 47, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2655, 1589, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2656, 1589, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2657, 1592, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2658, 1592, 47, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2659, 1592, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2660, 1592, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2661, 1593, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2662, 1594, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2663, 1595, 11, '1. Follow the conduit layout for flash mounted weather proof receptacle as shown in Issued For Construction Drawing VA-846676 sht 001.\r\n2. Provide material specifications for weather proof receptacle outlet with ground fault circuit interrupter GFCI.', 2, 'sent', '2014-10-21');
INSERT INTO `review` VALUES(2664, 1596, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2665, 1596, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2666, 1598, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2667, 1599, 45, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2668, 1600, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2669, 1600, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2670, 1601, 30, 'SAPMT has reviewed your request and has the following comments:\r\n1. IC must replaced the borrowed communication manhole (dated 10-11-2014) on October 31, 2014 as per your commitment date to SAPMT.\r\n2. IC shall ensure that the new manhole will comply to Saudi Aramco Standard Specifications and undergone Saudi Aramco Inspection through RFIs.\r\n3. IC must expedite the completion of activities such as SONAR/RADAR Cable and Existing IDAS redundant Cable splicing and termination to be installed at the borrowed manhole with no further delay.\r\n4. IC shall expedite the installation of the borrowed manhole as soon as possible.', 2, 'sent', '2014-10-15');
INSERT INTO `review` VALUES(2671, 1602, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2672, 1603, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2673, 1605, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2674, 1604, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2675, 1606, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2676, 1607, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2677, 1607, 11, '1. Rigid Steel Conduit shall comply with ANSI C80.1 and must be hot dip galvanized as SAES P-104 para. 8.2\r\n2. The submittal has no any technical specification and catalog for Rigid Steel Conduit Fittings.\r\n3. Size of RSC conduits shall comply with IFC drawings, Project Specification and SAES P-104 standard.', 3, 'sent', '2014-10-14');
INSERT INTO `review` VALUES(2678, 1608, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2679, 1608, 47, '#Clarify the bottom of base course and EGL line on Dwg 1C-SD-846503-107\r\n#Provide a clear colour copy drawing for grading and design level to be reviewed.\r\n#Provide a reference grading IFC Dwg VA-84--------(numbers not visible)\r\n', 3, 'sent', '2014-10-13');
INSERT INTO `review` VALUES(2680, 1608, 70, 'No Comment', 1, 'sent', '2014-10-15');
INSERT INTO `review` VALUES(2681, 1609, 72, '1. Satelletite controlller location to be provided and integration details with existing KAUST irrigation central control system to be mentioned in the drawing. \r\n\r\nComments from Abu Hanipha\r\n\r\n1.	Distinguish the connection line, if it is in existing KAUST PW or in Golf irrigation line. (Tapping from KAM or new Tapping)\r\n2.	Identify the valve box purpose and provide valve box every 500 meters.\r\n3.	Ensure to locate the Air Valve (Highest point) and Wash out valve (lowest point)\r\n4.	Valve box shall be positioned in the median and not in the road\r\n5.	It is recommended to dig and provide the excavation of the trees to identify the distance between the trees and the main line.\r\n6.	Hydro test shall be flange to flange\r\n7.	Provide in the tie in point a back flow preventer and water meter.\r\n\r\nComments from KAUST\r\n\r\n1.	Show North Orientation\r\n2.	Show the KEY plan and the designated area \r\n3.	Change the drawing type from MEC to IRRI\r\n4.	Remove the SCOPE – in the drawing title\r\n5.	Show the irrigation waterlines in BOLD lines all existing lines shall be in light line or dotted line.\r\n6.	Show notes and legends for irrigation line system and call-outs\r\n7.	Show the tie in point from existing and new line\r\n8.	Lateral pipe size shall be 2 inches dia. Or 3 inches dia. instead of 2-1/2 inches.\r\n9.	Provide complete irrigation layout and details in the drawings\r\n10.	Use dewatering type for bubbler \r\n11.	Irrigation line shall be auto system with controller \r\n12.	Show the graphic scales in the drawing\r\n13.	Show the solenoid valve location and indicate the solenoid valve number\r\n14.	Provide air bent on the highest point of the main line\r\n15.	Install CPVC ball valve before the solenoid valve\r\n16.	Show the backflow preventer\r\n17.	Provide flashing ball valves at the end of each zone main pipe lateral line\r\n18.	Provide pipe sleeves on pipe crossing walkway and pavement\r\n19.     The palms shall be planting every 10 m and not every 20 m\r\n20.     The height of palms shall be 5 m and not 2 m\r\n\r\n', 3, 'sent', '2014-10-14');
INSERT INTO `review` VALUES(2682, 1610, 45, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2683, 1611, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2684, 1611, 47, '#Consider using concrete with mesh wire for thickness more than 100 mm for strength and stability of the structures'' i.e apron and embankments/ sloping edges.\r\n#Provide cross sectional details and materials of EJ\r\n#Slope of embankment to be verified on site if 3:1 is feasible for drainage control at a particular point', 3, 'sent', '2014-10-13');
INSERT INTO `review` VALUES(2685, 1611, 70, '•The concrete have to be 8.3 plus the two OD of the FRP pipe meter wide instead of 2.3 plus the two OD of the FRP pipe to protect the RABYA utilities.\r\n•As per the drawing VA – 846479 it show 8.3 plus the two OD of the FRP pipe meter wide. Why IC now change?\r\n•SCEC approved the drawing VA – 846479, now they approved another drawing. It is a bad quality by SCEC.\r\n•Where are the finale IFC drawings?\r\n', 4, 'Pending', '2014-10-14');
INSERT INTO `review` VALUES(2686, 1612, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2687, 1613, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2688, 1615, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2689, 1616, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2690, 1618, 11, '1. Consider finishing the X-ray machine SHED.\r\n2. Consider providing temporary lights under the shed and provide bollards for the X-ray machine.\r\n3. It is the responsibility of the contractor to ensure compliance of equipment until project completion with 2 years of warranty after performance acceptance certificate as stated in Contract Schedule A para. 11.5. The date of December 31, 2014 as stated in the letter as end of warranty is not acceptable and againts contractual requirements.', 3, 'sent', '2014-10-16');
INSERT INTO `review` VALUES(2691, 1619, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2692, 1620, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2693, 1620, 11, '1. Provide the battery load calculation \r\n2. Ensure that battery back-up time is 4 hours, to meet the HCIS requirements stated in HCIS SEC-07 para. 4.3.5\r\n ', 3, 'sent', '2014-10-15');
INSERT INTO `review` VALUES(2694, 1620, 30, '1. The proposed manufacturer and model of the UPS is not acceptable since it is not as per the approved IFC drawing.\r\n2. Correct and re-submit the submittal using the correct manufacturer, APC as per the IFC.\r\n3. Ensure to provide back-up time of 30 minutes for data switch and 2 hours for router as per SOW and Appendix H.', 3, 'sent', '2014-10-15');
INSERT INTO `review` VALUES(2695, 1629, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2696, 1631, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2697, 1631, 70, '•The submittal shall cover all Structural drawings such as footing, grade beam, column …etc.\r\n•As mentioned in the NOTES #4 the indicated dimensions shall confirmed by the vendors Generators, Switch Gears and Batteries. Provide these confirmations first.\r\n•The concrete cover should be as mentioned in the general drawing VA-846497.\r\n•Provide the sleeves reinforcement.\r\n•No cost impact due to increase of the generators buildings sizes.\r\n•The Hook length shall be as mentioned in the general notes drawing VA-846498 with min. 388mm for db=20 mm and 310mm for db=16 mm.\r\n', 4, 'sent', '2014-10-20');
INSERT INTO `review` VALUES(2698, 1621, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2699, 1622, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2700, 1623, 45, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2701, 1624, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2702, 1625, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2703, 1626, 11, '1. Provide information and identification for which IDAS Pole, camera, and Field Equipment Cabinet (FEC) will be affected and must be removed.\r\n2. KAUST will only give information for the affected area''s and not to all equipments of IDAS system, it is therefore necessary for Contractor to conduct survey to determine the exact quantity.\r\n', 3, 'sent', '2014-10-19');
INSERT INTO `review` VALUES(2704, 1626, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2705, 1627, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2706, 1628, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2707, 1630, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2708, 1630, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2709, 1632, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2710, 1633, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2711, 454, 44, 'passed', 1, 'sent', '2014-10-19');
INSERT INTO `review` VALUES(2712, 1634, 53, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2713, 1635, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2714, 1636, 70, 'Provide the missing documentation such as Figure 6.4-1, Table 7.2, the references of the equations … etc.', 3, 'sent', '2014-10-28');
INSERT INTO `review` VALUES(2715, 1637, 70, '•The Calculation under the contractor and SCEC responsibilities.\r\n•The contractor shall handle and transport some panels as mock up to proof that no crack or deformation occurred in the panels when attain 14 MPa.\r\n', 2, 'sent', '2014-10-28');
INSERT INTO `review` VALUES(2716, 1638, 72, '1. Lighting fixture specification to be changed to 250W,230V MH Lamp', 2, 'sent', '2014-10-27');
INSERT INTO `review` VALUES(2717, 1638, 47, '# ICC to revise the DWG as per last agreed rebar and anchor bolt arrangement detail.', 3, 'sent', '2014-10-30');
INSERT INTO `review` VALUES(2718, 1639, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2719, 1641, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2720, 1641, 11, '1. Cable tray for electrical works shall be copper free aluminum to meet Saudi Aramco Standard SAES P-104 para. 9.1\r\n2. Ensure electrical cable tray full compliance with Metal Cable Tray System stated in NEMA VE-1, Project Specification and IFC drawings.\r\n\r\n\r\nFor communication cable tray please refer to Mr. Marwin', 2, 'sent', '2014-10-27');
INSERT INTO `review` VALUES(2721, 1640, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2722, 1640, 47, '#Icc to follow the perimeter fence or the MOT road profile for final elevation', 2, 'sent', '2014-10-30');
INSERT INTO `review` VALUES(2723, 1640, 70, '•The contractor should take care about the elevations of the road to be reasonable.\r\n•Some area or stations missing in the drawing. It’s look like incomplete drawings for the whole project.\r\n', 2, 'sent', '2014-10-28');
INSERT INTO `review` VALUES(2724, 1642, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2725, 1643, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2726, 1643, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2727, 1644, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2728, 1645, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2729, 1646, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2730, 1647, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2731, 1648, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2732, 1648, 45, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2733, 1648, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2734, 1649, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2735, 1649, 28, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2736, 1649, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2737, 1650, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2738, 1651, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2739, 1651, 11, '1. Grounding rods shall meet standard requirements of SAES P-111 para. 5.2\r\n2. Molds and cadweld thermite powders shall be as per Furse manufacturer recommendations.\r\n3. Ensure that the molds sizes were checked based on grounding cables and rods diameter.\r\n4. Observe and follow best installation practices for grounding rods and conductors, grounding bolts are only acceptable within grounding test pit, while all installations that is going to be back-filled shall be cadwelded.\r\n', 2, 'sent', '2014-11-01');
INSERT INTO `review` VALUES(2740, 1651, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2741, 1652, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2742, 1653, 45, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2743, 1654, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2744, 1655, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2745, 1655, 11, 'No catalog and specification on the attached submittal.', 3, 'sent', '2014-11-01');
INSERT INTO `review` VALUES(2746, 1656, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2747, 1657, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2748, 1659, 47, '#Icc is urged include all drawings to refer to on this submittal like drawing BA-846649-001 for a proper reviewing.\r\n #Most cross sectional drawing does not mention the use of vapor barrier and 2 coats of bituminous paint, ICC is again urged to either mention it on the notes section or refer to a specific SAES for all this omissions.\r\n #Provide column, wall, roof beam and roof slab connection refer to IC-SD-846843-104 and 105', 2, 'sent', '2014-11-04');
INSERT INTO `review` VALUES(2749, 1659, 70, '•Provide detail section at the beginning of the ramp.\r\n•No positive change order.\r\n•The blast resistance building shall be designed as per SAES-M-009\r\n•Provide blow up details for sleeves with necessary rebar such as roof drain sleeve, Electrical conduits …etc.\r\n•Concrete cover should be 75 mm for concrete expose to earth or to weather as per general note VA-846497-001. Revise the NOTE 02.\r\n•The roof slab of machine gun room is setting on cantilever beams; we need confirmation from SCEC that the design of this portion is safe.\r\n•The External, staircase and ramp walls are Reinforcement Concrete as per IFB K55-R-PA-000264-001-C \r\n•The wall on axis B is Reinforcement Concrete as per IFC VA-846837-001.\r\n', 3, 'sent', '2014-11-05');
INSERT INTO `review` VALUES(2750, 1661, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2751, 1660, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2752, 1658, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2753, 1665, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2754, 1665, 70, 'This matrix was under Submittal DS-308 now come with another Doc. Number.\r\nThe comments as per the serial number of the matrix:\r\n1.Change the Concrete repair material to the right material ( RENDEROC - LA ) as per Letter K&TPD/KRP&SFPD/SF/L-215/13 or use another approved material has strength same as the precast concrete because the foundation, column and panel are structural elements.\r\n2.To repair spall or broken edge they should add mechanical support material such as corner mesh with the concrete repair material as mentioned at point 1.\r\n3.The contractor should repair any crack because the area is close to the sea and all walls panels are expose to weather as per ACI 533 R-93 Para 2.5.3 “Therefore, if the reinforcement is coated for corrosion resistance, wall panels containing cracks up to 0.005 in. wide for surfaces exposed to weather and 0.010 in. wide for surfaces not exposed to the weather should be acceptableâ€ with right material as mentioned at point 1.\r\n4.The contractor has to give excellent finishing not to minimizing the color differences between the precast element finish and the repaired area finish. No stains or spots will be kept for weather to fade them away; the contractor has to repair with excellent finishing.\r\n5.The contractor has to repair any pinhole or bubble at all side as per ACI 533 R Para 7.2 with right material as mentioned at point 1.\r\n6.No comment.\r\n7.Using right material as mentioned at point 1.\r\n8.Using right material as mentioned at point 1.\r\n', 3, 'sent', '2014-11-05');
INSERT INTO `review` VALUES(2755, 1665, 47, '#Icc is urged include all drawings to refer to on this submittal like drawing BA-846649-001 for a proper reviewing.\r\n#Most cross sectional drawing does not mention the use of vapor barrier and 2 coats of bituminous paint, ICC is again urged to either mention it on the notes section or refer to a specific SAES for all this omissions.\r\n#Provide column, wall, roof beam and roof slab connection refer to IC-SD-846843-104 and 105', 2, 'sent', '2014-11-04');
INSERT INTO `review` VALUES(2756, 1665, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2757, 1666, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2758, 1674, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2759, 1674, 11, '1. Ensure that the power requirements such as voltage rating, number of poles for the breaker and breaker rating for the water heater are all coordinated with the Electrical power panel.\r\n', 2, 'sent', '2014-11-11');
INSERT INTO `review` VALUES(2760, 1673, 11, 'Marwin will provide the comment.\r\n\r\nThanks', 2, 'sent', '2014-11-11');
INSERT INTO `review` VALUES(2761, 1670, 28, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2762, 1670, 72, '1.	Material submittal for back flow preventer, isolation valve in the main valve box to be submitted separately.\r\n2.	Design drawing shall be stamped by SCEC and submitted to Aramco for approval.\r\n3.	Gate valve for the solenoid shall be brass type.\r\n', 2, 'sent', '2014-11-06');
INSERT INTO `review` VALUES(2763, 1669, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2764, 1669, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2765, 1672, 11, '1. Provide Lighting Control Panel shop drawing that shows the dimension of the enclosure, wiring and devices arrangements.\r\n2. Provide the catalog and specification for the control transformer and pilot lamps.\r\n3. Indoor Lighting Control Panel shall be type NEMA 1, while Outdoor Lighting Control Panel shall be type NEMA 4X to meet enclosure requirements specified in SAES P-104.\r\n4. Include dedicated LCP tagging identification, for indoor shall be phenolic type, for outdoor shall be stainless steel.', 3, 'sent', '2014-11-09');
INSERT INTO `review` VALUES(2766, 1672, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2767, 1672, 47, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2768, 1671, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2769, 1662, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2770, 1663, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2771, 1664, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2772, 1667, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2773, 1667, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2774, 1668, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2775, 1676, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2776, 1677, 70, '•SAPMT reserves the right to claim any differences in the quantity of concrete works.\r\n•The height of the curb stone from the asphalt finishing level is 160 mm, why IC changes the height to 190 mm in this submittal?\r\n', 3, 'sent', '2014-11-10');
INSERT INTO `review` VALUES(2777, 1677, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2778, 1680, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2779, 1678, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2780, 1679, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2781, 1673, 30, 'The proposed model(s) of bus bars did not match the requirement of the IFC drawing such as VA-847173 and Saudi Aramco Standard SAES-T-795 and SAES-T-916. Provide correct model and specification.', 3, 'sent', '2014-11-16');
INSERT INTO `review` VALUES(2782, 1682, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2783, 1682, 47, 'No comment, for info only', 1, 'sent', '2014-11-16');
INSERT INTO `review` VALUES(2784, 1685, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2785, 1685, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2786, 1683, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2787, 1684, 11, 'Provide Clear Drawing, even a 20/20 vision cannot read the drawing submitted.', 3, 'sent', '2014-11-13');
INSERT INTO `review` VALUES(2788, 1684, 47, 'Icc designer /SCEC were advised to consider the Curb and gutter or Curbstone coordinates (XYZ)to finalize their design since the alignment of the road was shifted slightly to give way to the curbstone/ gutter which was completed after the asphalt.', 3, 'sent', '2014-11-12');
INSERT INTO `review` VALUES(2789, 1686, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2790, 1687, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2791, 1687, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2792, 1687, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2793, 1688, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2794, 1688, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2795, 1689, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2796, 1689, 72, '1. Delivery date for the cable shall be according to the building construction schedule.', 2, 'sent', '2014-11-18');
INSERT INTO `review` VALUES(2797, 1690, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2798, 1690, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2799, 1691, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2800, 1692, 70, 'Agree to use cast in-situ fence at St.5+570 to 5+590 which under Al-Qadima Bridge instead of precast fence due to the height is not enough and to expedite the work but the decorative part of the walls and columns should be maintained and contractor shall submit samples of different material which will use for decorative parts. The height and length shall be maintained as per architecture requirements. The important part is the strength of the walls, columns and footings should be crashed rated fence. No positive change order.', 2, 'sent', '2014-11-17');
INSERT INTO `review` VALUES(2801, 1693, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2802, 1694, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2803, 1695, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2804, 1696, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2805, 1696, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2806, 1697, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2807, 1697, 71, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2808, 1697, 11, 'No more further comment', 1, 'sent', '2014-11-17');
INSERT INTO `review` VALUES(2809, 1698, 70, 'no comment', 1, 'sent', '2014-11-19');
INSERT INTO `review` VALUES(2810, 1701, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2811, 1701, 11, '1. Commissioning checklist has to include structured and unstructured checklist of SONAR System which has to be provided by vendor SONARDYNE and has to incorporate in ITP.\r\n2. Provide installation checklist for submarine power cable to be installed in the sea bed and in the corals. Use method statement and has to be incorporated with the ITP.\r\n3. Use available related Saudi Aramco ITP for SONAR power system such as UPS and power supply.\r\n', 3, 'sent', '2014-11-22');
INSERT INTO `review` VALUES(2812, 1699, 71, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2813, 1699, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2814, 1699, 11, 'No further comment', 1, 'sent', '2014-11-20');
INSERT INTO `review` VALUES(2815, 1702, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2816, 1702, 11, '1. The attached ITP does not contain any intallation procedure the Card Access Reader, Push Button and CCTV Camera.\r\n2. Include installation checklist for the SACS servers and SACS Panel.\r\n3. Commissioning checklist and the cause and effect matrix sequence has to be included in the ITP.\r\n4. Pre-commissioning and commissioning is a hold point to Saudi Aramco and KAUST Proponent. \r\n', 3, 'sent', '2014-11-22');
INSERT INTO `review` VALUES(2817, 1703, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2818, 1703, 11, 'Pre-commissioning and Commissioning of Baggage X-ray Machine shall be a hold point to Saudi Aramco and KAUST Proponent. Change W to H in the ITP.', 2, 'sent', '2014-11-22');
INSERT INTO `review` VALUES(2819, 1704, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2820, 1704, 11, 'Provide the commissioning checklist to be provided by each vendor, sequence of operation has to be included in the ITP checklist, example. \r\n1. Commissioning checklist has to include the cause and effect matrix during force entry to drop arm and crash barrier.\r\n2. LPRS has to give a visual and alarm noise in the workstation to alert the operator in case of hot vehicle license plate.\r\n3. Turnstile has to be interconnected with SACS to de magnetized the magnetic lock during a recognized access entry.\r\n\r\nAll manufacturer commissioning checklist has to be included in the ITP.', 3, 'sent', '2014-11-22');
INSERT INTO `review` VALUES(2821, 1705, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2822, 1705, 11, 'Consider providing a commissioning checklist and procedure for the X-ray machine that shows the commissioning expectations, with heavy and small vehicles to be used and objects that will be using for detection. ex. ammunition, or suspicious type contraband.', 2, 'sent', '2014-11-20');
INSERT INTO `review` VALUES(2823, 1706, 11, '1. This ITP shall not be used for IDAS system. Provide a separate ITP for CCTV of IDAS system which includes the Microwave Intrusion Detection System MIDS, and Alarm Management System.\r\n2. This ITP only shows cabling and conduiting inspection procedure, commissioning checklist is not included.\r\n3. Pre-Commissioning and Commissioning of CCTV camera''s shall be done in Security Control Station, Provide Vendor proposed checklist and guidelines for commissioning and include it in ITP.', 3, 'sent', '2014-11-22');
INSERT INTO `review` VALUES(2824, 1706, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2825, 1707, 11, 'Sir,\r\n\r\nWith final rejection from NAVY/KAUST, We need to stick with the original scope.', 2, 'sent', '2014-11-29');
INSERT INTO `review` VALUES(2826, 1707, 70, 'IC shall submit some proposals of fence system in this area with taking care of mangrove.', 2, 'sent', '2014-11-24');
INSERT INTO `review` VALUES(2827, 1714, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2828, 1708, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2829, 1709, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2830, 1710, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2831, 1711, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2832, 1711, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2833, 1711, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2834, 1712, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2835, 1712, 28, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2836, 1713, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2837, 1713, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2838, 1713, 11, '1. All pre-commissioning and commissioning activities shall be a hold point to Saudi Aramco and KAUST proponent. Change W to H.\r\n2. Provide commissioning checklist requirements to be provided by the vendor, showing the type of water vehicle to be used, and related testing procedure during Site Acceptance Test. SAT procedure needs to be incorporated with the ITP.', 3, 'sent', '2014-11-22');
INSERT INTO `review` VALUES(2839, 1717, 28, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2840, 1717, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2841, 1717, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2842, 1718, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2843, 1718, 70, 'As per Letter K&TPD/KRP&SFPD/SF/L-215/13:\r\n1.Use Renderoc TG for patch repair in concrete and masonry. This can be applied from 20 mm to 50 mm thickness of vertical wall.\r\n2.Use Renderoc FC for the repair in concrete surfaces and masonry units from 3 mm to10 mm depth.\r\n3.Use Renderoc LA Xtra for structural repairs like honeycombs, from 50 mm to 200 mm depth and in structural repairs of columns, beams and other load bearing structure.\r\n4.Use CEBOND for the repairs of crack and holes in concrete floor.\r\nThe contractor has to give excellent finishing not to minimizing the color differences between the precast element finish and the repaired area finish on no pain faces.\r\n', 2, 'sent', '2014-11-30');
INSERT INTO `review` VALUES(2844, 1718, 47, '#The matrix was revised to include the perimeter fence foundations repairs as per PID request to reflect how and when is to be executed. ', 2, 'sent', '2014-11-24');
INSERT INTO `review` VALUES(2845, 1719, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2846, 1724, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2847, 1724, 30, 'approved', 1, 'sent', '2014-11-23');
INSERT INTO `review` VALUES(2848, 1724, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2849, 1723, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2850, 1720, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2851, 1722, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2852, 1725, 72, 'NO COMMENTS', 1, 'sent', '2014-12-17');
INSERT INTO `review` VALUES(2853, 1726, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2854, 1728, 71, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2855, 1728, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2856, 1727, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2857, 1727, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2858, 1729, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2859, 1729, 47, '\r\n\r\nACCEPTED,ICC TO USE THIS COMPANY AS PER OUR APPROVAL AND NOT OPT FOR ALTERNATIVE CHEAPER COMPANY. ', 2, 'sent', '2014-12-02');
INSERT INTO `review` VALUES(2860, 1729, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2861, 1733, 78, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2862, 1730, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2863, 1731, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2864, 1732, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2865, 1736, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2866, 1734, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2867, 1735, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2868, 1737, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2869, 1740, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2870, 1738, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2871, 1738, 11, '1. Consider lowering the bracket winch for accessibility and access for Security Maintenance.\r\n2. Consider providing a pad-lockable winch for unauthorized access.\r\n3. It is the full responsibility of the contractor to ensure the stability of the bracket considering the factors of camera weight, and wind load.\r\n4. Dimension of the bracket were not included.\r\n5. Provide the material specification for the bracket to be used.\r\n6. Ensure that bracket can accommodate power and communication cables.\r\n7. Provide grounding provision for the bracket.\r\n8. Bracket shall be galvanized in an approved Saudi Aramco vendor.\r\n9. Consider providing the construction write up and not the IFB document.\r\n', 3, 'sent', '2014-12-03');
INSERT INTO `review` VALUES(2872, 1738, 30, 'no comment. submittal not shared to me.', 2, 'sent', '2014-12-10');
INSERT INTO `review` VALUES(2873, 1745, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2874, 1739, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2875, 1739, 30, 'No comment. submittal not shared to me', 2, 'sent', '2014-12-10');
INSERT INTO `review` VALUES(2876, 1741, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2877, 1742, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2878, 1743, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2879, 1744, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2880, 1747, 30, 'The attached justification letter from IC is not acceptable. IC shall provide justification letter to ensure that the proposed camera comply the FSD requirement and with justification support from the manufacturer.\r\n\r\nContractor is fully responsible to any proposed equipment and system till the project handover.', 3, 'sent', '2014-12-10');
INSERT INTO `review` VALUES(2881, 1748, 48, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2882, 1750, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2883, 1751, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2884, 1751, 70, '•Safe Track Co. are busy due to having around 12 projects with manpower equal 250 persons plus the sister Co. manpower equal 400. \r\n•They have 23 Carpenters and 12 Steel fixers which are not enough to do the assigned Civil works.\r\n•The quality of biking track is not good enough which has been done by them. It’s a sign of their quality.\r\n•No quality personnel list attached in this submittal.\r\n', 4, 'sent', '2014-12-07');
INSERT INTO `review` VALUES(2885, 1749, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2886, 1759, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2887, 1759, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2888, 1754, 47, '#THIS SUBMITTAL IS APPROVED AS PER SAMPLE PAINT BASED ON SHERWIN-WILLIAMS PAINTS.\r\n#ICC STILL DID PROVIDE THE UNIVERSAL RAL NO. FOR ALL THE SAMPLED PAINT ON THE PREIMETER FENCE\r\n#ICC TO ENSURE THAT THE SUPPLIER AQUIRES ENNOUGH PAINT TO COMPLETE THE WHOLE PROJECT AND BEYOND FOR MAINTENANCE PURPOSE.\r\n#SHOULD ICC WISH TO CHANGE THE SUPPLIER OR USE ALTERNATIVE PRODUCT THE PROCESS WILL BE STARTED AFRESH AS ARAMCO WILL NOT ALLOW ANY ALTERATIONS TO THE BRAND IN USE.\r\n#ICC TO ENSURE ALL MST AND ITP ARE SUBMITTED TO ARAMCO/ PID FOR APPROVAL BEFORE ANY WORK CAN START.', 2, 'sent', '2014-12-10');
INSERT INTO `review` VALUES(2889, 1754, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2890, 1754, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2891, 1755, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2892, 1755, 30, 'please get comment from civil team Easy or Zakaria', 2, 'sent', '2014-12-10');
INSERT INTO `review` VALUES(2893, 1755, 11, 'Forwarded to Azwin for his civil comment.', 2, 'sent', '2014-12-09');
INSERT INTO `review` VALUES(2894, 1758, 48, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2895, 1758, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2896, 1761, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2897, 1761, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2898, 1762, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2899, 1756, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2900, 1760, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2901, 1763, 28, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2902, 1763, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2903, 1763, 72, '1. Specify or highlight the selected model with summary sheet.', 3, 'sent', '2014-12-10');
INSERT INTO `review` VALUES(2904, 1764, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2905, 1765, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2906, 1766, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2907, 1766, 30, 'approved', 1, 'sent', '2014-12-10');
INSERT INTO `review` VALUES(2908, 1768, 78, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2909, 1767, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2910, 1767, 70, '•Contractor shall provide the Organization chart.\r\n•Contractor shall submit the manpower list.\r\n', 3, 'sent', '2014-12-17');
INSERT INTO `review` VALUES(2911, 1767, 47, '#Icc to submit all relevant pre-qualification documents as per Aramco standards \r\n#Icc to provide clear or readable copies for review and approval by Aramco', 2, 'sent', '2014-12-10');
INSERT INTO `review` VALUES(2912, 1770, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2913, 1770, 11, 'No further comment.', 1, 'sent', '2014-12-09');
INSERT INTO `review` VALUES(2914, 1770, 30, 'The justification letter is not acceptable since the content does not stated that the previous model Bioscrypt 4G V-station is obsolete and the new proposed model Morpho Sigma Series is the replacement.\r\n\r\nProvide a justification letter from the manufacturer either from Bioscypt or Morpho. However, justification letter from Maxxess is acceptable only for the confirmation of both manufacturer''s proposed products are compatible to their system and in KAUST existing system.', 3, 'sent', '2014-12-10');
INSERT INTO `review` VALUES(2915, 1771, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2916, 1773, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2917, 1773, 72, '1. it is contractor’s responsibility to ensure full compliance of applicable Saudi Aramco standards and specifications.', 2, 'sent', '2014-12-10');
INSERT INTO `review` VALUES(2918, 1773, 28, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2919, 1774, 11, '1. Include all red-line drawings.\r\n2. All write-ups and related IFC drawings has to be included.\r\n3. Consider providing construction summary and list of systems covers in the walktrough.', 3, 'sent', '2014-12-20');
INSERT INTO `review` VALUES(2920, 1774, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2921, 1769, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2922, 1769, 47, 'ICC to follow the approved SOW (SSD type III and construct the chain link fence accordingly.\r\nICC to expedite with material ordering, delivery and construction so the fence can be included under the current EIL or the next PMCC.\r\nICC are also reminded to revise the chain link fence drawings as per approved Aramco standard drawings', 3, 'sent', '2014-12-13');
INSERT INTO `review` VALUES(2923, 1777, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2924, 1777, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2925, 1776, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2926, 1776, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2927, 1780, 11, 'Basic integration between Joint Forces Control Center (JFCC) and both Security Operation Center (SOC) and Building No. 17 for monitoring purpose was a contractual obligation by the Main Contractor. ICC has to ensure that this requirements will be met without any additional cost to Saudi Aramco.\r\n\r\n\r\n\r\n', 2, 'sent', '2014-12-21');
INSERT INTO `review` VALUES(2928, 1780, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2929, 1781, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2930, 1782, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2931, 1782, 30, 'No comment', 2, 'sent', '2014-12-25');
INSERT INTO `review` VALUES(2932, 1782, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2933, 1800, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2934, 1800, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2935, 1800, 47, '#Provide the design calculations for all the steel frames, posts, braces and the foundation to support your design.', 2, 'sent', '2014-12-20');
INSERT INTO `review` VALUES(2936, 1785, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2937, 1786, 30, 'No comment', 2, 'sent', '2014-12-25');
INSERT INTO `review` VALUES(2938, 1786, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2939, 1787, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2940, 1783, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2941, 1783, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2942, 1789, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2943, 1789, 30, 'Ensure the cable will match the requirement of the biometric reader and SACS door enclosure.', 2, 'sent', '2014-12-24');
INSERT INTO `review` VALUES(2944, 1789, 11, 'No comment.', 1, 'sent', '2014-12-22');
INSERT INTO `review` VALUES(2945, 1791, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2946, 1791, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2947, 1794, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2948, 1794, 47, 'This submittal should be accompanied by the ceiling sample materials as per section 09511 of the project specification item 1.05 a-d\r\nCorrect the spelling error on the BOQ: Turnstile X-ray Inbound & Outbound', 3, 'sent', '2014-12-20');
INSERT INTO `review` VALUES(2949, 1792, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2950, 1778, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2951, 1790, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2952, 1795, 11, '1. Include FSD matrix for SACS system.\r\n2. Provide the list of door number and related readers to be used in every building, as per Scope of work document and IFC.\r\n', 3, 'sent', '2014-12-20');
INSERT INTO `review` VALUES(2953, 1795, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2954, 1784, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2955, 1784, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2956, 1798, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2957, 1798, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2958, 1799, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2959, 1788, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2960, 1796, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2961, 1796, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2962, 1779, 70, 'For Info.', 1, 'sent', '2014-12-28');
INSERT INTO `review` VALUES(2963, 1797, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2964, 1793, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2965, 1801, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2966, 1801, 11, 'No further comment', 1, 'sent', '2014-12-20');
INSERT INTO `review` VALUES(2967, 1801, 30, 'no comment', 2, 'sent', '2014-12-21');
INSERT INTO `review` VALUES(2968, 1802, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2969, 1802, 11, 'No further comment', 1, 'sent', '2014-12-20');
INSERT INTO `review` VALUES(2970, 1802, 30, 'no comment', 2, 'sent', '2014-12-21');
INSERT INTO `review` VALUES(2971, 1803, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2972, 1803, 11, 'No further comment', 1, 'sent', '2014-12-20');
INSERT INTO `review` VALUES(2973, 1803, 30, 'no comment', 2, 'sent', '2014-12-21');
INSERT INTO `review` VALUES(2974, 1804, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2975, 1804, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2976, 1805, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2977, 1806, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2978, 1807, 11, '1. With reference to ICC/WESCOSA response on NMR 601-002-A point # 2, SAPMT confirms that package substation has only one Main breaker installed in LV panel.\r\n2. With reference to ICC/WESCOSA response on NMR 601-002-A point # 5, The breaker setting shall be as per vendor recommendation, However, ensure that the Molded Case Circuit Breaker Sizing of Ampere Trip and Ampere Frame shall be as per the comment provided on NMR 601-002 dated November 25, 2014.', 2, 'sent', '2014-12-22');
INSERT INTO `review` VALUES(2979, 1808, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2980, 1809, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2981, 1809, 11, '1. Consider providing checklist for SACS mapping. \r\n', 2, 'sent', '2014-12-22');
INSERT INTO `review` VALUES(2982, 1809, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2983, 1810, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2984, 1812, 70, '•The start date of any activity which is not a critical milestone should be maintained or it will be a critical milestone after a while with the date slippage.\r\n•IC should take care of the critical milestone activities instead of revise the schedule or do a recovery schedule.\r\n', 2, 'sent', '2014-12-27');
INSERT INTO `review` VALUES(2985, 1812, 11, '1. ICC wanted to kick CELLEX out of the project due to their internal issues, But ICC options to provide MEP contractor not yet arrange nor finalized. Delay and Standby time for MEP works will be expected due to this non-availability of MEP contractor.\r\n2. Letter of Credit (LC) for Bahara Cables not yet finalized, Bahara Cables has to send delivery date of the all cables.\r\n3. Anchor bolts and partial delivery of the 10 meter lighting poles still not yet recieve due to LC issue with Babtain. \r\n4. ICC failed to provide copies of LC information with vendor acceptance for the following long lead items, Switchgear, Package Substations, LV panel, Lighting Fixtures, Switchracks.\r\n5. ICC procurement for all consumable items such as grounding rods, Sleeves and Conduits for ductbanks are still not available in site.\r\n6. SEC ductbanks and sleeves not yet started, even the change order agreed quantities were completed last October of 2014, due to non-availability of required resources.\r\n7. ICC had conducted several recovery schedule but without increasing the number of resources, the new schedule will be useless.', 4, 'sent', '2014-12-30');
INSERT INTO `review` VALUES(2986, 1812, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2987, 1812, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2988, 1812, 47, 'Please submit a recovery schedule a not a revision of the revised schedule a.s.a.p', 4, 'sent', '2015-01-20');
INSERT INTO `review` VALUES(2989, 1813, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2990, 1813, 30, 'allah ditta and ic had pull back this submittal without justification', 4, 'sent', '2014-12-28');
INSERT INTO `review` VALUES(2991, 1814, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2992, 1814, 30, 'IC had pull back the submittal without informing us.', 4, 'sent', '2014-12-28');
INSERT INTO `review` VALUES(2993, 1815, 11, '1. Consider to plot the layout of battery charger, panels and related batter racks and cells into the NMR.\r\n2. Ensure that the required minimum maintenance working clearance of 1 meter were considered and applied.\r\n3. Ensure that Rectifier/charger enclosure doors shall be hinged and designed to open at least 120 degrees to facilitate maintenance access.\r\n4. Ensure that an alarm to indicate the battery circuit breaker open condition (or fused disconnect switch open or blown fuse condition) shall be provided on the charger cabinet.\r\n5. Consider to provide shop drawings for the equipment arrangement showing all related dimensions.', 3, 'sent', '2014-12-23');
INSERT INTO `review` VALUES(2994, 1811, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2995, 1816, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2996, 1816, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2997, 1816, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(2998, 1819, 70, 'for Info.', 1, 'sent', '2014-12-27');
INSERT INTO `review` VALUES(2999, 1820, 11, '1. Ensure that outdoor receptacles are weather proof with Ingress Protection rating of IP 66 as per SAES P-104.\r\n2. Ensure that receptacle outlets to be installed outdoor and or subject for wet and damp locations shall contain a Ground Fault Circuit Interrupter (GFCI) as specified in IFC drawings VA846646 sht 002.\r\n', 2, 'sent', '2014-12-24');
INSERT INTO `review` VALUES(3000, 1820, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3001, 1821, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3002, 1822, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3003, 1822, 70, '•The purchase Orders of MEP, TELECOM & SECURITY should be done end of Dec. 2014 with some items end of first week of Jan. 2015.\r\n•Delivery of CIVIL material should be end of Dec. 2014.\r\n•Delivery of ARCHITACTURAL material should be finish date second week of JAN. 2015 and the furniture will be late one month.\r\n•The dates of Fence at St. 13+150 to 14+530 and the dates of Wadi Khulais Box Culvert construction plus the other security system need some improvement to match their activities.\r\n•The box culvert takes long time 226 days which is more than the required. IC should squeeze the duration to give more time for security system activities.\r\n•Relocation of the existing Fence should complete early than Jun. 28, 2015.\r\n•The buildings should complete on end of March and if there is any obstacle one more month enough. I prefer if IC complete the buildings at Gate #2 first.\r\n•All duct banks should be completed end of Feb. 2015.\r\n•LRSS should complete end of Jan. 2015.\r\n•Mr. Mark and Mr. Marwin can give their comment on Security system.\r\n•Mr. Ismael Turkistani can give valuable comment as planner.', 3, 'sent', '2014-12-27');
INSERT INTO `review` VALUES(3004, 1823, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3005, 1824, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3006, 1757, 78, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3007, 1831, 53, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3008, 1829, 70, ' 1.Submit the shop drawings for gates separately if applicable.\r\n 2. Do not include irrelevant drawings in your submittal such as drawings of SSD type I.\r\n 3. Chainlink Fence on the northern side of KAM road shall be installed according to the Scope of Work.\r\n', 2, 'sent', '2014-12-28');
INSERT INTO `review` VALUES(3009, 1830, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3010, 1830, 30, 'NO COMMENT', 2, 'sent', '2015-01-06');
INSERT INTO `review` VALUES(3011, 1830, 11, '1. It is the responsibility of the contractor to ensure full compliance with the Functional Specification Documents FSD, Project Specifications and High Commission for Industrial Security HCIS - SEC-05.\r\n', 2, 'sent', '2015-01-01');
INSERT INTO `review` VALUES(3012, 1829, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3013, 1833, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3014, 1834, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3015, 1835, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3016, 1836, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3017, 1837, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3018, 1838, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3019, 1839, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3020, 1839, 11, '1. Consider providing the recommended thickness of galvanization for the poles. KAUST is considered to be in severe corrosive environment due to the neighboring red sea.\r\n2. Ensure that grounding lug provision is present for the camera poles and the MIDS pole.\r\n3. Contractor is advise to provide at least 5 winch equipment for installation and maintenance purposes.\r\n4. Consider to provide details for the anchor bolts to be used in the foundation.\r\n5. Consider to provide wind load calculation for the camera pole.\r\n', 2, 'sent', '2015-01-01');
INSERT INTO `review` VALUES(3021, 1839, 30, 'no comment', 2, 'sent', '2015-01-06');
INSERT INTO `review` VALUES(3022, 1840, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3023, 1841, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3024, 1841, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3025, 1772, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3026, 1842, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3027, 1843, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3028, 1845, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3029, 1847, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3030, 1848, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3031, 1846, 11, '1. ICC needs to ensure that it has learn from it''s mistake to avoid LBE and NCR in the future.\r\n2. Ensure that rectification of comments shall be addressed quickly and must not be held open. ', 2, 'sent', '2015-01-11');
INSERT INTO `review` VALUES(3032, 1846, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3033, 1849, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3034, 1850, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3035, 1851, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3036, 1852, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3037, 1854, 90, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3038, 1857, 90, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3039, 1857, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3040, 1859, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3041, 1859, 11, '1. It is the responsibility of the contractor to ensure full compliance with the Functional Specification Documents FSD, Project Specifications and Saudi Aramco Standard SAES O-205.', 2, 'sent', '2015-01-07');
INSERT INTO `review` VALUES(3042, 1859, 30, 'The attached justification letter is not acceptable and must be remove. Contractor should not used his client (SAPMT) to justify his scope instead should refer compliance to project requirements, FSD and scope of work.\r\n\r\nContractor shall ensure that the provided list and quantities of readers should be enough to complete the SACS required on a building. Any missing readers found during the commissioning that does not met SACS complete functionality in a building must be provided without any cost. Refer to Question and Answer Bid Document for your reference.', 2, 'sent', '2015-01-19');
INSERT INTO `review` VALUES(3043, 1860, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3044, 1860, 90, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3045, 1861, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3046, 1861, 11, '1. It is the responsibility of the contractor to ensure full compliance with the Functional Specification Documents FSD, Project Specifications and High Commission for Industrial Security HCIS - SEC-05.', 2, 'sent', '2015-01-07');
INSERT INTO `review` VALUES(3047, 1861, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3048, 1853, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3049, 1855, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3050, 1856, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3051, 1862, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3052, 1864, 11, 'No further comment.', 1, 'sent', '2015-01-10');
INSERT INTO `review` VALUES(3053, 1864, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3054, 1864, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3055, 1865, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3056, 1865, 11, 'No further comment.', 1, 'sent', '2015-01-10');
INSERT INTO `review` VALUES(3057, 1865, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3058, 1866, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3059, 1866, 11, 'No further comment', 1, 'sent', '2015-01-10');
INSERT INTO `review` VALUES(3060, 1866, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3061, 1867, 11, 'No further comment', 1, 'sent', '2015-01-10');
INSERT INTO `review` VALUES(3062, 1867, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3063, 1867, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3064, 1868, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3065, 1868, 30, 'Approved as long as it complies FSD, CSOW PE-000002 and Appendix H requirements.', 2, 'sent', '2015-01-13');
INSERT INTO `review` VALUES(3066, 1869, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3067, 1869, 30, 'Approved as long as it meets Project Specification requirements: SOW PE-000002 and Appendix H.', 2, 'sent', '2015-01-09');
INSERT INTO `review` VALUES(3068, 1870, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3069, 1871, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3070, 1872, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3071, 1873, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3072, 1873, 90, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3073, 1875, 72, 'No comments', 1, 'sent', '2015-01-24');
INSERT INTO `review` VALUES(3074, 1875, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3075, 1876, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3076, 1876, 30, 'No further comment', 2, 'sent', '2015-01-14');
INSERT INTO `review` VALUES(3077, 1877, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3078, 1878, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3079, 1879, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3080, 1879, 11, 'No further comment.', 1, 'sent', '2015-01-11');
INSERT INTO `review` VALUES(3081, 1879, 30, 'No further comment', 2, 'sent', '2015-01-13');
INSERT INTO `review` VALUES(3082, 1880, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3083, 1881, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3084, 1882, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3086, 1884, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3087, 1885, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3088, 1883, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3089, 1886, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3090, 1886, 30, 'approved', 2, 'sent', '2015-01-19');
INSERT INTO `review` VALUES(3091, 1887, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3092, 1887, 90, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3093, 1888, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3094, 1888, 30, 'Ensure that the proposed model of readers are matching and compatible to KAUST existing system.', 2, 'sent', '2015-01-20');
INSERT INTO `review` VALUES(3095, 1889, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3096, 1889, 11, 'Ensure that the bare conductor is tinned copper, as per construction specification section 16450 para. 2.01 A.2', 2, 'sent', '2015-01-16');
INSERT INTO `review` VALUES(3097, 1890, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3098, 1891, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3099, 1891, 47, 'No comment', 1, 'sent', '2015-01-21');
INSERT INTO `review` VALUES(3100, 1893, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3101, 1894, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3102, 1895, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3103, 1896, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3104, 1897, 47, '# provide details under the signage footing; it is lean concrete or sweet sand on a compacted subgrade?\r\n# IC-SD-714497 under section/ elevation refers to note 6, but there is none\r\n# please clarify the materials for the sign post.', 2, 'sent', '2015-01-21');
INSERT INTO `review` VALUES(3105, 1897, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3106, 1898, 47, 'no comment', 1, 'sent', '2015-01-24');
INSERT INTO `review` VALUES(3107, 1899, 30, 'Ensure that the Transmission Link Loss Calculation will be provided with an acceptable range.\r\nFOC shall be tested with Power Meter and OTDR.', 2, 'sent', '2015-01-27');
INSERT INTO `review` VALUES(3108, 1854, 47, '-All coordinates to be verified and approved by SA surveyor before any work can proceed.\r\n-ICC is responsible for all the area they are claiming for and a smooth hand over with documentation to be acquired from Nassir Bin Hassa and concur by SAPMT for both projects', 2, 'sent', '2015-01-27');
INSERT INTO `review` VALUES(3109, 1900, 47, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3110, 1901, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3111, 1903, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3112, 1905, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3113, 1905, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3114, 1907, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3115, 1909, 47, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3116, 1904, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3117, 1908, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3118, 1906, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3119, 1910, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3120, 1911, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3121, 1917, 47, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3122, 1913, 28, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3123, 1913, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3124, 1914, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3125, 1914, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3126, 1914, 30, 'approved with no comment', 2, 'sent', '2015-02-02');
INSERT INTO `review` VALUES(3127, 1916, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3128, 1916, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3129, 1916, 30, 'approved as per manufacturer approved Method statement', 2, 'sent', '2015-02-02');
INSERT INTO `review` VALUES(3130, 1918, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3131, 1918, 11, 'No more further comment.', 1, 'sent', '2015-01-30');
INSERT INTO `review` VALUES(3132, 1912, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3133, 1915, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3134, 1919, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3135, 1920, 70, '1.The jogging and biking track start from the existing sliding gate (Black color) not from the New Jersey barricade.\r\n2.The expansion joint shall fill by backer rod and sealant not filler board.\r\n3.Biking track shall pass on the valve boxes of Rabya with slope 3% to 5%.\r\n4.The shoulder of biking track shall be with slope till reach the existing road.\r\n5.The Biking track edges should be protected from erosion.\r\n6.The Biking track has 40 mm binder course and 40 mm wearing course.\r\n\r\n \r\n', 3, 'sent', '2015-02-03');
INSERT INTO `review` VALUES(3136, 1923, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3137, 1924, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3138, 1924, 70, 'As per the submittal the delivery and installation will take 33 weeks which is not matching the recovery schedule submitted by the contractor for approval. The contractor should follow the recovery schedule.', 2, 'sent', '2015-02-05');
INSERT INTO `review` VALUES(3139, 1921, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3140, 1922, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3141, 1928, 70, 'The contractor should take care during lifting, moving and placing the footings to avoid any type of serious damage.', 2, 'sent', '2015-02-05');
INSERT INTO `review` VALUES(3142, 1929, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3143, 1929, 70, '1.All P.O & delivery of material should the last is End of February 2015.\r\n2.Provide the dates of special size panels.\r\n3.Capping and spike should be completely installed at the same date of the zone completion date for PMCC that particular zone.\r\n4.Wadi Khulais Box Culvert date is not matching the date of the activities will install on it.\r\n5.Relocation of fence and security system at 0+000 to 1+900 except Pond area should complete at the end of February 2015.\r\n6.Building and external utilities at Gate 2 should complete them at the end of April.\r\n7.Building and external utilities at Gate 3 should complete them at the end of May.\r\n8.All duct banks activities should be done prior to the roads activities to avoid the delay and to avoid cut the asphalt.\r\n9.The team will provide their comments as per their disciplines to Alla Detta\r\n \r\n', 2, 'sent', '2015-02-09');
INSERT INTO `review` VALUES(3144, 1927, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3145, 1925, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3146, 1926, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3147, 1930, 70, '', 1, 'sent', '2015-02-03');
INSERT INTO `review` VALUES(3148, 1931, 47, 'AS PER EMAIL SENT TO ICC, I HAVE NO FURTHER COMMENT UNTIL WORK STARTS ON SITE', 2, 'sent', '2015-02-03');
INSERT INTO `review` VALUES(3149, 1931, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3150, 1932, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3151, 1932, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3152, 1931, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3153, 1933, 11, '1. Ensure that brackets or arms of the lighting pole were coordinated with the lighting fixtures vendor.\r\n2. Corrosion protection shall be as per ASTM A123. Thickness of galvanization shall be a minimum average of 90 microns as per Saudi Aramco Standard requirements.\r\n3. Poles shall be designed to withstand wind loading due to a basic wind speed and the gust factor of 1.3 acting on the effective projected area of the pole, bracket, and luminaires.\r\n4. All components of the pole shall be UL listed or equivalent such as wiring terminal blocks, Fuse Carrier and grounding lugs.\r\n5. All pole fittings, bolts, nuts and related fittings accessories shall be stainless steel.', 2, 'sent', '2015-02-07');
INSERT INTO `review` VALUES(3154, 1933, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3155, 1934, 11, '1.	Electrical one line diagram of proposed generator is not matching with generator diagram shown in library drawing P- DD-950114 Sht 003.\r\n2.	Incomplete details of Automatic Voltage Regulator, contractor (IC) to provide complete details of Automatic Voltage regulator and shall be in compliance with 17-SAMSS-518 paragraph 8.\r\n3.	Provide the connected load schedule to Generator manufacturer to meet 17-SAMSS-518 para. 7.1.3\r\n4.	Provide a list of scope matrix for SDEC and ICC and other related sub-contractor/s (Arabian Point Eight) scope of work to ensure that scope will be delivered without room for gap. 17- SAMSS-518 compliance matrix and drawings provided by SDEC has so many notes specifying other/customer to supply.\r\n5.	17-SAMSS-518 para. 7.4.10.5 For Generator bearings has to be cleared without prior approval of NMR-601.\r\n6.	Ensure that scrolling pad is a field proven switch for Generator control panel. 17-SAMSS-518 specifically requires Manual, Auto, Off, Reset switches.\r\n7.	Ensure that equivalent ENGLISH words will be written in all drawings, operation and manuals and related spare part data will be indicated to this NMR.\r\n8.	Compliance to 17-SAMSS-518 Para. 9.2.3 Testing of Genset Breaker is necessary as per Saudi Aramco requirements for Molded Case Circuit breakers using SA P- forms series.\r\n9.	Load site testing using load bank shall be part of the scope without any cost to Saudi Aramco.\r\n10.	The weight of the muffler about 925 kilograms, that will be installed in the roof of the generator building has to be concurred and stamped by SCEC designer.\r\n\r\n\r\n', 3, 'sent', '2015-02-11');
INSERT INTO `review` VALUES(3156, 1936, 25, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3157, 1937, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3158, 1937, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3159, 1938, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3160, 1938, 47, '#ICC to list the machinery and equipment''s from start and finish and should be within the schedule\r\n#ICC to strictly follow the construction sequence of work\r\n#ICC to provide a tracking sheet with all the above items a.s.a.p', 2, 'sent', '2015-02-08');
INSERT INTO `review` VALUES(3161, 1939, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3162, 1940, 30, 'Re-schedule of FAT to Feb16 is for pre-FAT only to check the physical installation of the system, thus as agreed and as per contractor''s proposal to set the FAT date on Feb22 is accepted.\r\n\r\nContractor shall ensure that the system is ready and will comply all the comments made by KAUST. Internal testing is highly advised on Feb 19 and 21 with SAPMT to ensure system readiness.\r\n\r\n', 2, 'sent', '2015-02-17');
INSERT INTO `review` VALUES(3163, 1941, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3164, 1942, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3165, 1942, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3166, 1943, 47, 'No Comment', 1, 'sent', '2015-02-10');
INSERT INTO `review` VALUES(3167, 1946, 47, '#All coordinate to be verified and confirmed by Aramco surveyor with comparison from IFC and SD drawings to avoid misalignment of the buildings.\r\n#Refer to note by designer and concur on the drawings SD-FCC-847025/75-03, SD-FCC-847075-03 and SD-FCC-847118-03', 3, 'sent', '2015-02-12');
INSERT INTO `review` VALUES(3168, 1946, 70, '•The Hook length shall be as mentioned in the general notes drawing VA-846498 with min. 310 mm for db=16 mm …etc.\r\n•The concrete cover shall be as per the general note VA-846497.\r\n', 2, 'sent', '2015-02-10');
INSERT INTO `review` VALUES(3169, 1948, 11, 'No further comment.', 1, 'sent', '2015-02-16');
INSERT INTO `review` VALUES(3170, 1949, 59, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3171, 1950, 11, 'No comment.', 1, 'sent', '2015-02-18');
INSERT INTO `review` VALUES(3172, 1951, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3173, 1952, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3174, 1953, 30, 'The procedure shall be revised in compliance to KAUST comments dated Feb16 as per below additional requirements:\r\n\r\n1. The FAT is for complete system testing and not by components.\r\n\r\n2. The test shall include the viewing, recording and alarm management, masking in and masking out of alarms, and GUI/mapping.\r\n\r\n3. The algorithm of detection shall be done during day, day to evening and evening to night with flash lights and considering camera resolution and stabilazation.', 3, 'sent', '2015-02-17');
INSERT INTO `review` VALUES(3175, 1954, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3176, 1955, 11, '1. Battery layout in Document number 1140479001/00 shall be in coordinated within JFCC building battery room size, and ensure that required clearance will be met.', 2, 'sent', '2015-02-16');
INSERT INTO `review` VALUES(3177, 1955, 71, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3178, 1956, 11, '1. Drawing revision needs to be updated, insert cloud to highlight the changes.\r\n2. Ensure that the new size and sets of cable from Package Substations to MDP-01 of Generator building 1 and 2, including the upgraded size of PS-01A and PS-01B were calculated using ETAP.\r\n3. The lighting arrangement shall give a minimum of 300 lux in all rooms of Generator Building, and 100 lux for emergency lighting, during normal power off as per SAES P-123 table 4.\r\n4. Ensure to two grounding connections of the Switchgear, Generator and Neutral Grounding Resistor etc, operating greater than 1000 volts  to the grounding electrodes as per SAES P-111 9.14.2\r\n5. Changes to the  upgrade of two (2) Package Substations, two (2) Main Distribution panels, related MV and LV cables, lighting fixtures and accessories and all related civil works, shall be subject for variation order, in case that the final 2500 KW Generators will not use additional electrical requirement for cooling purposes. \r\n', 3, 'sent', '2015-02-11');
INSERT INTO `review` VALUES(3179, 1958, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3180, 1959, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3181, 1960, 11, '1. The changes  made in the design is only in the downstream section, SCEC has to put into consideration the existing cable size and related effects on the transformer secondary section.\r\n2.Consider providing this Electrical One line diagram together with the Shelter # 2 SONAR and RADAR installation submittal package.', 4, 'sent', '2015-02-14');
INSERT INTO `review` VALUES(3182, 1961, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3183, 1962, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3184, 1964, 47, '#ICC to clearly define the scope of work for Yamamah to avoid unnecessary conflicts and rework\r\n#ICC to to verify all the dimension given by Yamamah visa vee the approved IFC\r\n#All the material required to carry the work should be Aramco approved before any work can proceed\r\n#In order to accommodate all the discrepancies on Yamamah SD drawings and the IFC, ICC must provide a Shop Drawing to clarify the changes for work to proceed.\r\n', 2, 'sent', '2015-02-16');
INSERT INTO `review` VALUES(3185, 1964, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3186, 1964, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3187, 1965, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3188, 1965, 59, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3189, 1966, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3190, 1967, 30, 'Contractor shall ensure that the specification of the bag can withstand underwater and to be securely close to prevent water penetration.', 2, 'sent', '2015-02-19');
INSERT INTO `review` VALUES(3191, 1967, 11, 'No comment', 1, 'sent', '2015-02-17');
INSERT INTO `review` VALUES(3192, 1967, 47, '#No sample materials available for SAPMT to review and approve\r\n#The MST should be signed by all parties concerned to confirm they will follow all the procedures and methods to execute the job.\r\n#ICC to attach all the reference drawings and mark all the locations for clarity', 3, 'sent', '2015-02-17');
INSERT INTO `review` VALUES(3193, 1968, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3194, 1969, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3195, 1969, 72, '1.	ICC Reply and Zamil reply regarding copper fin –copper coil is conflicting,Condenser coil shall be copper tube-copper fins.\r\n2.	Outdoor unit shall be constructed with galvanized steel and coated with powder coating paint.\r\n', 2, 'sent', '2015-02-19');
INSERT INTO `review` VALUES(3196, 1969, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3197, 1971, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3198, 1972, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3199, 1973, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3200, 1973, 30, 'approved', 1, 'sent', '2015-02-17');
INSERT INTO `review` VALUES(3201, 1973, 11, 'No comment, kindly get the comment to Marwin.', 1, 'sent', '2015-02-22');
INSERT INTO `review` VALUES(3202, 1974, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3203, 1975, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3204, 1975, 30, 'approved', 1, 'sent', '2015-02-17');
INSERT INTO `review` VALUES(3205, 1976, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3206, 1976, 30, 'approved.', 1, 'sent', '2015-02-17');
INSERT INTO `review` VALUES(3207, 1977, 11, 'Ensure that all copies to be provided for Non Material Requirements such as vendor drawings, catalogs, shop drawings for the package substations were readable. ', 2, 'sent', '2015-02-22');
INSERT INTO `review` VALUES(3210, 1979, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3212, 1981, 59, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3213, 1981, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3214, 1982, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3215, 1982, 30, 'approved', 1, 'sent', '2015-02-19');
INSERT INTO `review` VALUES(3216, 1983, 30, 'Approved with below comments:\r\n\r\nContractor shall consider to bring EMS locator to test all EMS installed in the project are working.', 2, 'sent', '2015-02-19');
INSERT INTO `review` VALUES(3217, 1983, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3218, 1984, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3219, 1984, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3220, 1985, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3221, 1985, 30, 'approved', 1, 'sent', '2015-02-23');
INSERT INTO `review` VALUES(3222, 1986, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3223, 1989, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3224, 1989, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3225, 1990, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3226, 1992, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3227, 1992, 30, 'approved', 1, 'sent', '2015-03-01');
INSERT INTO `review` VALUES(3228, 1994, 11, 'Please see email with attachment.', 4, 'sent', '2015-03-03');
INSERT INTO `review` VALUES(3229, 1994, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3230, 1997, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3231, 1998, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3232, 1999, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3233, 1999, 11, 'Ensure that terminal blocks inside the fuse box contains the identification markers RR YY BB and NN as shown in Drawing number FBB.1193/03', 2, 'sent', '2015-02-25');
INSERT INTO `review` VALUES(3234, 2000, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3235, 2001, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3236, 2001, 47, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3237, 2002, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3238, 2003, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3239, 2005, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3240, 2006, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3241, 2007, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3242, 2007, 72, 'No comments', 1, 'sent', '2015-03-11');
INSERT INTO `review` VALUES(3243, 2008, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3244, 2009, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3245, 2009, 30, 'approved', 1, 'sent', '2015-03-01');
INSERT INTO `review` VALUES(3246, 2010, 72, 'No comments', 1, 'sent', '2015-03-11');
INSERT INTO `review` VALUES(3247, 2010, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3248, 2011, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3249, 2011, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3250, 2011, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3251, 2012, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3252, 2012, 72, 'No comments', 1, 'sent', '2015-03-11');
INSERT INTO `review` VALUES(3253, 2013, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3254, 2013, 11, 'No further comment.', 1, 'sent', '2015-03-01');
INSERT INTO `review` VALUES(3255, 2014, 72, 'Comments already sent via mail', 2, 'sent', '2015-03-11');
INSERT INTO `review` VALUES(3256, 2014, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3257, 2014, 11, 'Ensure for full compliance with IFC drawing, Saudi Aramco Standard and project specification.', 2, 'sent', '2015-03-01');
INSERT INTO `review` VALUES(3258, 2015, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3259, 2015, 72, 'Please check ,Marwin comments', 1, 'sent', '2015-03-11');
INSERT INTO `review` VALUES(3260, 2015, 11, '1. Provide the installation detail of the aerial rod and the down conductor.\r\n2. Locate the tie in point of the lightning system into the existing roof lightning system.\r\n3. 500 mm rod lenght is too short for equipment coverage zone protection, provide technical justification if necessary, or Use 1000 mm aerial rod to ensure good coverage.\r\n4. Ensure that down conductor will match with the saddle.', 3, 'sent', '2015-03-01');
INSERT INTO `review` VALUES(3261, 2016, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3262, 2017, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3263, 2017, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3264, 2017, 72, 'No comments', 1, 'sent', '2015-03-11');
INSERT INTO `review` VALUES(3265, 2018, 11, '1. Ensure that conduiting and cabling works shall meet the Standard requirement of SAES P-104.\r\n', 2, 'sent', '2015-03-01');
INSERT INTO `review` VALUES(3266, 2018, 30, 'no comment', 2, 'sent', '2015-03-24');
INSERT INTO `review` VALUES(3267, 2018, 72, 'No comments', 1, 'sent', '2015-03-11');
INSERT INTO `review` VALUES(3268, 2019, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3269, 2019, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3270, 2020, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3271, 2022, 11, '1. Ensure that spare is provided for every conduit stub-up.\r\n2. Conduit that will be laid accross the conrete shall meet the clearance requirement of SAES P-104 para. 10.1\r\n', 2, 'sent', '2015-03-10');
INSERT INTO `review` VALUES(3272, 2023, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3273, 2024, 25, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3274, 2024, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3275, 2025, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3276, 2025, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3277, 2025, 25, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3278, 2026, 47, '#ICC to put more effort to close both Yes / No EIL items and avoid any further deviation in closing these punch list items. ', 2, 'sent', '2015-03-04');
INSERT INTO `review` VALUES(3279, 2026, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3280, 2026, 11, '1. ICC to close all remaining YES item to obtain the approval of Partial Mechanical Completion Certificate (PMCC)\r\n2. ICC to close all remaining NO item to obtain the approval of Final Mechanical Completion Certificate (FMCC)\r\n3. Performance Acceptance Certificate (PAC) will be routed upon the signing of FMCC, and ICC to comply all the remaining comments if applicable and must close the comments within two (2) months.\r\n4. ICC to ensure that the two (2) Generators will be working during night to energize the KAM access road lighting system and irrigation system.\r\n5. Provide all approved red-line drawings and ensure that As-built drawings will be forwarded no later than 6 months after the PAC.\r\n6. All documents such as Spare parts and data package for the irrigation system, lighting system has to be submitted.\r\n', 3, 'sent', '2015-03-02');
INSERT INTO `review` VALUES(3281, 2027, 47, '#ICC to follow the all the modes of installation as directed by the manufacture for effective and efficient usage.', 2, 'sent', '2015-03-04');
INSERT INTO `review` VALUES(3282, 2027, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3283, 2027, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3284, 2028, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3285, 2028, 47, '# ICC to comply with the manufactures recommendation during application of the product to minimize reworks or deviations', 2, 'sent', '2015-03-04');
INSERT INTO `review` VALUES(3286, 2028, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3287, 2028, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3288, 2028, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3289, 2029, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3290, 2030, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3291, 2031, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3292, 2032, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3293, 2033, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3294, 2035, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3295, 2039, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3296, 2040, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3297, 2042, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3298, 2041, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3299, 2038, 30, 'approved with below comments:\r\n1. Include mounting plate, J-bolts and screws and nuts, thus should be standardized and to be purchased in the same manufacturer', 2, 'sent', '2015-03-16');
INSERT INTO `review` VALUES(3300, 2044, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3301, 2047, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3302, 2045, 47, 'Provide a profound technical reason with justification why SAPMT should allow an alternative material supplier with no comparison to the approved materials (Fosam Renderoc TG & FC).', 2, 'sent', '2015-03-12');
INSERT INTO `review` VALUES(3303, 2045, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3304, 2046, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3305, 2046, 47, 'Provide a profound technical reason with justification why SAPMT should allow an alternative material supplier with no comparison to the approved materials (Nitobond AR-Fosam).', 2, 'sent', '2015-03-12');
INSERT INTO `review` VALUES(3306, 2046, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3307, 2045, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3308, 2048, 11, 'No further comment.', 1, 'sent', '2015-03-10');
INSERT INTO `review` VALUES(3309, 2048, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3310, 2006, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3311, 2006, 25, 'Referring to IC letter ANW/15/1080 dated 24 FEB 15, where IC is proposing to make changes to SCH-C attachment 1, SAPMT has the following comments;\r\n\r\n1.	Items or activities which are suspended or terminated (e.g. ditch) shall not be adjusted in SCH-C till resolved. This was conveyed to IC much earlier during various management meetings.\r\n2.	The value for pre-commissioning is based on the number of systems that are to be installed in the project. While pre-commissioning will be part of the progress and invoicing breakdown of each and every system, the line item for final pre-commissioning may be set to approximately SAR 10,000,000.00\r\n3.	All other line items are acceptable as proposed by IC\r\n\r\nIn case IC agrees with the above, a revised SCH-C may be provided by IC to be sent to SA contracting department for review.\r\n', 4, 'sent', '2015-03-09');
INSERT INTO `review` VALUES(3312, 1993, 47, 'Project Achievements:\r\n\r\n1.the total backfilling was at 75% at fence, roads, gates and security system\r\n2.erection of fence was 8250 m of 14450 m\r\n3.okay\r\n4.soil improvement still not completed\r\n5.3400 sets out of 4816 sets produced \r\n6.kam access road EIL yes/no still not completed\r\n7.??????\r\n8.lighting pole foundation started 180 of 585 completed\r\n9.only 80 % blinding of the tuck beam done, blinding for the whole culvert will only be done after backfilling is completed\r\n\r\nProject bottlenecks / obstacles\r\n\r\n1.All relocation are still pending because of ICC readiness to allow the utilities vendors to come and carry out their works\r\n2.ICC was requested over and over to propose how they will erect the fence around these two areas\r\n3. ICC failed to coordinate with NBH about their scope of work around this area and how they can share the area to expedite the works\r\n4. SAPMT advised ICC and their subcontractors over and over to focus on other areas since the scope of this project is broad.\r\n5.The security was one issue that ICC could have solved by themselves whilst SAPMT is still checking the validity of their claim, but also there was no final design for the perimeter fence location after the elimination of ditch\r\n', 3, 'sent', '2015-03-17');
INSERT INTO `review` VALUES(3313, 1993, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3314, 1993, 11, '1. In project achievement item # 4, ICC failed to close the remaining YES item, as of March 11, 2015 there were open 14 YES item and 59 NO item.\r\n2. In project achievement item # 7, MV and LV cableS delivered on site were only 50 percent, and 36% respectively.\r\n3. Project Bottlenecks/obstales shall include the following:\r\n * Failure of ICC to provide the Letter of Credit for long lead items.\r\n * ICC MEP subcontractors failed to execute shop drawings and construction works due to poor knowledge in the field.\r\n * Work stoppage of sub-contractors due to non-payment of ICC for progress invoice.\r\n ', 4, 'sent', '2015-03-10');
INSERT INTO `review` VALUES(3315, 1993, 72, '1. DDC panel material submittal not yet approved and not received revised submittal.But the progress showing 80% is not acceptable.\r\n2. Quantities mentioned in the progress sheet is not matching with actual.\r\n3. Fuel system for the generator showing 100% progress is not acceptable.', 2, 'sent', '2015-03-11');
INSERT INTO `review` VALUES(3316, 2053, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3317, 2053, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3318, 2049, 59, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3319, 2050, 70, 'I think this is KAUST responsibility to provide security team. If KAUST mentioned from the beginning that SAPMT shall provide a third party security team then I agree to give the contractor a change order to provide the team with minimum requirement for one month.', 2, 'sent', '2015-03-30');
INSERT INTO `review` VALUES(3320, 2051, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3321, 2054, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3322, 2055, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3323, 2056, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3324, 2056, 72, 'No Comments', 1, 'sent', '2015-03-31');
INSERT INTO `review` VALUES(3325, 2066, 95, 'Include power cable for relocation of security system (IDAS/MIDS), also attach as-built drawing and cable specification details.\r\n5 KV insulation tester is not required for testing of LV cable,remove from the list of equipment shown in paragraph 5.3.1\r\nContractor to make sure that there will not be any damages to existing utilities during the removal and relocating of existing fence, light poles and security systems (IDAS/MIDS)\r\nconsider only applicable points from the description of sequence of U/G cable pulling shown in paragraph 5.3.4 for LV cable installation work. ', 2, 'sent', '2015-03-26');
INSERT INTO `review` VALUES(3326, 2066, 47, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3327, 2066, 11, '1. Prior the removal of IDAS system and Perimeter lighting in the affected area, ICC is urged to provide the plan to install IDAS system and Lighting System in the designated corridor using the available cameras, MIDS and lighting poles.\r\n2. The plan shall include the point of connection to the existing KAUST utilities/network to provide power and connection for Lighting system and IDAS system.\r\n3. ICC is urged to provide accurate documentation, red line and as-built.', 3, 'sent', '2015-03-25');
INSERT INTO `review` VALUES(3328, 2066, 30, '1. The attached as-built drawing  VA-207593 is outdated. Update the drawing as per site condition.\r\n2. The proposed new manhole and relocated manhole is not acceptable. This will initiate down time on exsiting IDAS System and manhole construction will take a lot of time. Propose optipeds instead in replacement of manholes if applicable.\r\n3. Propose a vacant fiber cores on existing IDAS 96 core FOC for reservation.\r\n4. contractor to ensure the IDAS on the relocated fence is running smoothly and satisifed KAUST operation prior to disabling the existing IDAS.', 2, 'sent', '2015-03-25');
INSERT INTO `review` VALUES(3329, 2070, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3330, 2064, 11, '1. Ensure that the monitoring station is included.', 2, 'sent', '2015-03-25');
INSERT INTO `review` VALUES(3331, 2064, 30, 'no comment', 1, 'sent', '2015-03-25');
INSERT INTO `review` VALUES(3332, 2062, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3333, 2062, 95, '', 0, 'sent', '');
INSERT INTO `review` VALUES(3334, 2059, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3335, 2059, 95, 'contractor to include equipment (UPS 10kVA) Data sheet and Specification with NMR 601 as per Saudi Aramco Non Material Requirement form 9597.', 2, 'sent', '2015-03-31');
INSERT INTO `review` VALUES(3336, 2059, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3337, 2067, 95, '', 0, 'sent', '');
INSERT INTO `review` VALUES(3338, 2067, 11, 'No further comment.', 1, 'sent', '2015-03-27');
INSERT INTO `review` VALUES(3339, 2058, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3340, 2061, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3341, 2061, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3342, 2065, 95, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3343, 2065, 11, 'NMR-601 shall include the following documents.\r\n\r\n1. Provide the dimensional outline drawing plan, elevation and cable entrance details.\r\n2. Foundation loading and footing drawings.\r\n3. Equipment specification and data sheets', 3, 'sent', '2015-03-27');
INSERT INTO `review` VALUES(3344, 2065, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3345, 2071, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3346, 2057, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3347, 2057, 70, 'SAPMT requests the contractor to avoid repeated voilations or INCR.', 2, 'sent', '2015-03-30');
INSERT INTO `review` VALUES(3348, 2063, 59, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3349, 2068, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3350, 2069, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3351, 2072, 30, '1. Ensure that contractor should have COMMSCOPE Certified technician to handle all UTP cable termination and testing. Certificates must be submitted to SAPMT including the test equipments calibration certificates.\r\n2. Meeting should be held to ensure that the proposed subcontractor knows the scope of work and will cover all ISP works and support shop drawing production.\r\n3. Provide complete manpower list with designation.', 2, 'sent', '2015-03-25');
INSERT INTO `review` VALUES(3352, 2073, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3353, 2074, 72, 'No Comments', 1, 'sent', '2015-03-31');
INSERT INTO `review` VALUES(3354, 2081, 30, 'The IPTV System must consist of IPTV, STB, remote controllers and all associated cabling.\r\nProvide the sizes/model of IPTV per each location\r\nAny proposed model has no cost impact and should be the latest.', 3, 'sent', '2015-03-30');
INSERT INTO `review` VALUES(3355, 2081, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3356, 2082, 11, 'No more further comment.', 1, 'sent', '2015-03-28');
INSERT INTO `review` VALUES(3357, 2082, 95, 'Contractor (IC) to ensure that the proposed Diesel Generator Get shall conform to the IFC drawings, project specification, Saudi Aramco Standard and Specifications and the with changes made mention in change order no: 03. ', 2, 'sent', '2015-03-28');
INSERT INTO `review` VALUES(3358, 2078, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3359, 2078, 70, 'The sample is for tiles. Please submit carpet sample.', 3, 'sent', '2015-04-12');
INSERT INTO `review` VALUES(3360, 2080, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3361, 2076, 72, 'No Comments', 1, 'sent', '2015-03-31');
INSERT INTO `review` VALUES(3362, 2077, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3363, 2079, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3364, 2083, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3365, 2083, 30, 'approved', 1, 'sent', '2015-03-30');
INSERT INTO `review` VALUES(3366, 2075, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3367, 2064, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3368, 2084, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3369, 2085, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3370, 2085, 47, 'NO COMMENT', 1, 'sent', '2015-03-30');
INSERT INTO `review` VALUES(3371, 2086, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3372, 2086, 72, '1. HVAC Back up Unit for TER room and server room unit shall meet SAES K-002 and design drawing  .', 2, 'sent', '2015-04-09');
INSERT INTO `review` VALUES(3373, 2087, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3374, 2087, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3375, 2088, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3376, 2088, 11, 'Provide all the missing documents being required by NMR - 602 such as the following:\r\n1. Wiring and interconnection diagrams with terminal identification numbers.\r\n2. Dimensional outline drawing- Plan, Elevation and cable entrance details.\r\n3. Certified test reports\r\n4. Recommended spare parts list.\r\n5. Bill of Materials including catalog data of all major parts and components.\r\n6. Priced list special tools or devices required for maintenance.\r\n', 3, 'sent', '2015-03-30');
INSERT INTO `review` VALUES(3377, 2088, 95, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3378, 2089, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3379, 2089, 70, '•Contractor shall use moisture resistant gypsum board at required area.\r\n•Contractor shall use fire resistant gypsum board at required area.\r\n•Mr. Akhlaq shall check the vendor\r\n', 2, 'sent', '2015-03-30');
INSERT INTO `review` VALUES(3380, 2062, 30, 'Approved as long as it meets the FSD requirements', 2, 'sent', '2015-03-31');
INSERT INTO `review` VALUES(3381, 2019, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3382, 2092, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3383, 2091, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3384, 2090, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3385, 2090, 95, 'Contractor (IC) has to comply to the comments given on NMR-601 for UPS-80 KVA before proceeding with NMR-602. Hence this submittal is rejected.', 4, 'sent', '2015-03-31');
INSERT INTO `review` VALUES(3386, 2090, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3387, 2094, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3388, 2095, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3389, 2096, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3390, 2096, 30, '1. Approved as long as it meets FSD requirement\r\n2. Shop drawing must be provided to detail the cabling and conduit works required\r\n3. Ensure that the LED Display can withstand and has protection from outdoor environment', 2, 'sent', '2015-04-11');
INSERT INTO `review` VALUES(3391, 2097, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3392, 2097, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3393, 2098, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3394, 2098, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3395, 2098, 72, '1. conversion of copper pipe to PVC in buildings,the quantities are Ok,which is already communicated to Mr Shafee  \r\n\r\n2. Cancellation of sanitary lift station - I need some more time to prepare MTO', 2, 'sent', '2015-04-02');
INSERT INTO `review` VALUES(3396, 2099, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3397, 2038, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3398, 2100, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3399, 2100, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3400, 2100, 95, 'Contractor to make sure the proposed lighting contactor shall be magnetic type and comply with NEMA ICS2 as per VE-846472 sht 05 off 07.\r\nMake sure the rating and number of main poles for lighting contactor shall be suitable for intended application.\r\nList the quantity required. \r\nLighting contractor for indoor/outdoor application shall meet the requirements as specified in SAES-P-100.\r\n\r\n\r\n', 2, 'sent', '2015-04-07');
INSERT INTO `review` VALUES(3401, 2101, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3402, 2101, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3403, 2102, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3404, 2102, 95, 'Contractor (IC) proposed Switch Socket Outlet based on KAUST Technical Bulletin issued on Sept 12, 2012 in regards to the “implementation of SASO 2203 for 220V Plugs and Socket outlets which is UK 3-Pin and in compliance with BS-1363â€. However the IFC VA-846899 Sht 001 and Construction Specification shows non UK pin which is to be red line or corrected as stated in KAUST Technical Bulletin. ', 2, 'sent', '2015-04-04');
INSERT INTO `review` VALUES(3405, 2102, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3406, 2103, 72, '1. Please provide us the sample of doors face metal as per VE 846472 section 1.07-D.\r\n\r\n2. Contractor responsibility to ensure all doors ,frames and accessories to satisfy according to the door schedule mentioned in the IFC drawing.\r\n', 2, 'sent', '2015-04-02');
INSERT INTO `review` VALUES(3407, 2103, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3408, 2105, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3409, 2106, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3411, 2106, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3412, 2107, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3413, 2057, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3414, 2109, 95, '', 0, 'sent', '');
INSERT INTO `review` VALUES(3415, 2109, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3418, 2113, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3419, 2108, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3420, 2110, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3421, 2111, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3422, 2111, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3423, 2112, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3424, 2114, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3425, 2115, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3426, 2116, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3427, 2117, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3428, 2118, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3429, 2119, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3430, 2120, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3431, 2122, 95, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3432, 2123, 30, 'approved no more comment', 1, 'sent', '2015-04-11');
INSERT INTO `review` VALUES(3433, 2123, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3434, 2124, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3435, 2125, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3436, 2126, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3437, 2125, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3438, 2110, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3439, 2127, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3440, 2128, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3441, 2113, 95, '• Provide missing Single line diagram and protection diagram for RMU inside package substations.  \r\n• Package Substations 01A & 01B is not included with this submittal. \r\n• From the manuals, correct rating or sizing of LV main breaker, Current Transformers and other accessories shall be selected which are to be as per IFC and construction specifications.\r\n', 3, 'sent', '2015-04-15');
INSERT INTO `review` VALUES(3442, 2108, 72, '1.	Please follow campus furniture standard\r\n2.	JFCC Furniture shall be WINSTED console, EVANS console or other specialized C&CC furniture company.\r\n', 3, 'sent', '2015-04-26');
INSERT INTO `review` VALUES(3443, 2078, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3444, 2132, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3445, 2132, 95, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3446, 2133, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3447, 2133, 30, '1.Correct the response in the response sheet provided with correct and complete list required ib the previous comments.\r\n2. Attached complete drawings showing the full system components of SACS and MTO list shall be generated according to the drawings.', 3, 'sent', '2015-04-20');
INSERT INTO `review` VALUES(3448, 2134, 30, '1. Approved as long as it meets the IFB requirements.\r\n2. Contractor to ensure that the Video Wall Screen is the latest model.\r\n3. Shop Drawing needs to be provided to detail the layout of the screens and the cabling works.', 2, 'sent', '2015-04-20');
INSERT INTO `review` VALUES(3449, 2134, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3450, 2135, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3451, 2140, 93, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3452, 2141, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3453, 2141, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3454, 2142, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3455, 2143, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3456, 2145, 95, 'MEP Shop drawing for UPS Building is not submitted to SA. Hence 0% actual progress for S.no 14 for UPS building. ', 2, 'sent', '2015-04-14');
INSERT INTO `review` VALUES(3457, 2145, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3458, 2145, 72, '1. MEP shop drawing for visitor center gate#3 showing actual as 100% but which is not yet submitted for approval.\r\n\r\n 2.UPS Building actual/planned  percentage indicates wrongly ( 1000%,450%...etc !!!)\r\n\r\n 3. MEP shop drawing for UPS building showing actual as 100% but which is not yet submitted for approval.\r\n \r\n  ', 3, 'sent', '2015-04-14');
INSERT INTO `review` VALUES(3459, 2145, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3460, 2145, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3461, 2144, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3462, 2139, 95, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3463, 2146, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3464, 2146, 30, '1. Ensure that the VIdeo Conference System Model is the latest Model and functionable and integratable and compatible to KAUST existing system.\r\n', 2, 'sent', '2015-04-20');
INSERT INTO `review` VALUES(3465, 2147, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3466, 2148, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3467, 2148, 30, 'Approved with no comment', 1, 'sent', '2015-04-19');
INSERT INTO `review` VALUES(3468, 2149, 30, 'Contractor''s responsibility to ensure that the proposed height of 6 Meter Tower will accomodate the required height for the RADAR to transmit signal without any interference and interruption of signal to the surrounding area, thus it will fill the gap and ensure full security coverage in the areas not covered by the existing RADAR systems.\r\n\r\nContractor to ensure that the RADAR signal has no health risk to the people and will not interfere to other wireless devices nearby.', 2, 'sent', '2015-04-19');
INSERT INTO `review` VALUES(3469, 2149, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3470, 2149, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3471, 2150, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3472, 2151, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3473, 2151, 30, 'This final submittal is for the review of the fixed and PTZ cameras with the below comments:\r\n\r\n1. The Pan/Tilt and zoom (PTZ) assessment camera shall be integrated in terms of tracking and zooming and directed to the intruder.\r\n\r\n2. The camera refresh rate shall be adjusted to avoid image flickering and image should not flicker even when the image is refreshed.\r\n\r\n3. The major alarm shall be configured to trigger for any person intrudes or extrudes the fence.\r\n\r\n4. Ensure Camera stabilization and day and night functions must meet the FSD requirements and HCIS.', 2, 'sent', '2015-04-19');
INSERT INTO `review` VALUES(3474, 2152, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3475, 2152, 90, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3476, 2152, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3477, 2153, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3478, 2154, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3479, 2155, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3480, 2156, 95, 'Ensure that all equipment is fastened to the rack with SS or hot dip galvanised hardware/ fittings as per 16-SAMSS-512 para. 11\r\nEnsure for outdoor locations, enclosures shall be: (a) NEMA Type 3R, 3 or 4; or (b) IEC 60529 Type IP34 or better as per SAES-P-104 para 7.4', 2, 'sent', '2015-04-23');
INSERT INTO `review` VALUES(3481, 2157, 72, '1.	Pumps and motor assemblies shall be factory assembled on a structural steel channel and rotating parts shall have a steel guard.\r\n2.	Provide the complete submittal which includes strainers, isolation valves, check valves and pressure relief valve as per the project spec VE 846472 page 57 and 58.\r\n3.	Selected model to be highlighted in the drawing.\r\n4.	MS for all electrical and Instrumentation accessories which includes level transmitter, level gauge, pressure gauge and control panel to be submitted.\r\n5.	Highlight selected model in the submittal.\r\n', 3, 'sent', '2015-04-23');
INSERT INTO `review` VALUES(3482, 2157, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3483, 2158, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3484, 2159, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3485, 2160, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3486, 2161, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3487, 2161, 90, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3490, 2164, 72, 'Submitted to KAUST for aproval', 2, 'sent', '2015-04-23');
INSERT INTO `review` VALUES(3491, 2162, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3492, 2162, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3493, 2166, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3494, 2163, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3495, 2167, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3496, 2169, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3497, 2170, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3498, 2170, 30, '1. Provide list of locations where break glass are to be installed.\r\n2. Ensure this device are placed inside the room where there are two readers are installed and its application depends upon the type of door to be used.', 2, 'sent', '2015-04-28');
INSERT INTO `review` VALUES(3499, 2171, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3500, 2171, 30, 'no further comment', 2, 'sent', '2015-05-03');
INSERT INTO `review` VALUES(3501, 2173, 95, 'The attached drawings with this submittal is not legible, provide legible drawings for review.\r\nProvide missing drawing VA-846514 Sht 005 rev 0F3 showing the changes in location with Patrol road Lighting Package Substation PS-19A and associated switchrack-12\r\n', 3, 'sent', '2015-04-28');
INSERT INTO `review` VALUES(3502, 2174, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3503, 2174, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3504, 2175, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3505, 2175, 72, '\r\n Submittal to be include below documents and re-submit	\r\n•	Proposed system details /system architecture  In block diagram or description\r\n•	MTO\r\n•	BMS IFC Drawing instead of wrong mechanical drawings\r\n•	Data sheet for all equipment’s /Instruments.\r\n•	Workstation details\r\n•	BMS Software details.\r\n•	Enclosure details.\r\n', 3, 'sent', '2015-04-26');
INSERT INTO `review` VALUES(3506, 2177, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3507, 2178, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3508, 2178, 95, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3509, 2179, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3510, 2180, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3511, 2180, 90, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3512, 2181, 95, 'Attach Manufacturer/Vendor drawing showing the loads of X-Ray machine and turnstile machine.\r\n\r\n ', 2, 'sent', '2015-04-29');
INSERT INTO `review` VALUES(3513, 2183, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3514, 2183, 30, 'Approved as long as it meets the FSD and SOW requirements.', 2, 'sent', '2015-05-03');
INSERT INTO `review` VALUES(3515, 2182, 47, '#Icc to re-look at the installation of rip-rap on all the embankment slope instead of a combination of concrete and rip-rap.', 2, 'sent', '2015-04-28');
INSERT INTO `review` VALUES(3516, 2182, 90, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3517, 2184, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3518, 2185, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3519, 2185, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3520, 2186, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3521, 2187, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3522, 2188, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3523, 2188, 47, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3524, 2189, 47, '#Icc the structural drawing that indicated the compliance to the comment by SAPMT,\r\n#The protective slab must show the connection/ attachment details with the lean and tuck beam concrete.\r\n#Icc to revise or take note of the change in material specified on this submittal to Bituplus P 4200.', 2, 'sent', '2015-04-28');
INSERT INTO `review` VALUES(3525, 2190, 95, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3526, 2190, 72, '1. Conduit for communication cable to TER room is missing\r\n2. Location of FDAS sensor shall be away from A/C indoor unit .\r\n3.Fire Alarm Drawings shall be stamped by approved Fire Engineer\r\n', 3, 'sent', '2015-04-28');
INSERT INTO `review` VALUES(3527, 2190, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3528, 2190, 47, '#Any MEP/ Civil conflict will be dealt with on site to expedite the work and ICC to red line all the changes for as-built purposes.', 2, 'sent', '2015-04-28');
INSERT INTO `review` VALUES(3529, 2191, 95, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3530, 2191, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3531, 2191, 72, '1. Conduit for communication cable to TER room is missing\r\n2. Location of FDAS sensor shall be away from A/C indoor unit .\r\n3.Fire Alarm Drawings shall be stamped by approved Fire Engineer\r\n', 3, 'sent', '2015-04-28');
INSERT INTO `review` VALUES(3532, 2191, 47, '#Any MEP/ Civil conflict will be dealt with on site to expedite the work and ICC to red line all the changes for as-built purposes.', 2, 'sent', '2015-04-28');
INSERT INTO `review` VALUES(3533, 2192, 95, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3534, 2192, 72, '1. Conduit for communication cable to TER room is missing\r\n2. Location of FDAS sensor shall be away from A/C indoor unit .\r\n3.Fire Alarm Drawings shall be stamped by approved Fire Engineer\r\n', 3, 'sent', '2015-04-28');
INSERT INTO `review` VALUES(3535, 2192, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3536, 2192, 47, '#Any MEP/ Civil conflict will be dealt with on site and ICC to red line all the changes for as-built purposes.', 2, 'sent', '2015-04-28');
INSERT INTO `review` VALUES(3537, 2194, 47, 'No Comment', 1, 'sent', '2015-04-30');
INSERT INTO `review` VALUES(3538, 2195, 95, 'The attached shop drawings with this submittal are not legible; please provide legible drawings. Meanwhile contractor (IC) can continue with their duplicate copy of SCEC approved shop drawings.  However if any rework or modification arises due to this shop drawings will be under contractor (IC) responsibility.\r\nIf any conflicts arise with the other discipline can be resolve on site by considering it as a Red Line to shop drawings, this avoids delay in building progress. \r\nEnsure that all the shop drawings are prepared as per project requirements and shall comply with SAUDI ARAMCO Standards and Specifications.\r\n', 2, 'sent', '2015-04-30');
INSERT INTO `review` VALUES(3539, 2196, 95, 'The attached shop drawings with this submittal are not legible; please provide legible drawings. Meanwhile contractor (IC) can continue with their duplicate copy of SCEC approved shop drawings.  However if any rework or modification arises due to this shop drawings will be under contractor (IC) responsibility.\r\nIf any conflicts arise with the other discipline can be resolve on site by considering it as a Red Line to shop drawings, this avoids delay in building progress. \r\nEnsure that all the shop drawings are prepared as per project requirements and shall comply with SAUDI ARAMCO Standards and Specifications.\r\n', 2, 'sent', '2015-04-30');
INSERT INTO `review` VALUES(3540, 2198, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3541, 2197, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3542, 2199, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3543, 2200, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3544, 2201, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3545, 2201, 30, 'approved with no comment', 2, 'sent', '2015-05-05');
INSERT INTO `review` VALUES(3546, 2202, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3547, 2202, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3548, 2203, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3549, 2205, 70, '1. As per the approved Schedule, the construction milestones of all building and security gates are 28 June 2015 while the actual situation is predicting a delay will occur sooner.\r\n2. MEP drawings are taking more time than required. Contractor needs to concentrate more to finalizing this issue within a week.\r\n3. As per the approved schedule the MV cables activities are late.\r\n4. The MIDS, PTZ and SSD started with low production.\r\n5. Concrete fence (Gate 1) not yet starts.\r\n6. South beach activities are slow progress.\r\n7. Asphalt works still on hold.\r\n8. Relocation of security system and fence delay due to lack of material.\r\n9. Due to the delay of Box culvert activities at Wadi Khulais it’s obvious the construction will not complete on time which is June 15, 2015.\r\n\r\nThe Para 9.1 of SCH-A is valid and declaring the situation and contractor has to make a major changing to recover the slippage. The slow progress and lack of some material are clear message that the contractor is suffering and will delay the handing over of the project on August 31, 2015.', 2, 'sent', '2015-05-06');
INSERT INTO `review` VALUES(3550, 2206, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3551, 2207, 95, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3552, 2207, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3553, 2208, 47, '#ICC to ensure that the final appearance/ view is acceptable to both SAPMT and the proponent.', 2, 'sent', '2015-05-09');
INSERT INTO `review` VALUES(3554, 2209, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3555, 2210, 30, 'No comment', 2, 'sent', '2015-05-13');
INSERT INTO `review` VALUES(3556, 2211, 47, '#submit the full installation details , fixing, connection etc..\r\n#submit the final architectural view to enable us to have a clear understanding', 3, 'sent', '2015-05-09');
INSERT INTO `review` VALUES(3557, 2212, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3558, 2213, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3559, 2216, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3560, 2217, 47, 'No comment', 1, 'sent', '2015-05-09');
INSERT INTO `review` VALUES(3561, 2218, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3562, 2218, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3563, 2219, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3564, 2220, 47, 'No further comment as there is no duct bank', 1, 'sent', '2015-05-09');
INSERT INTO `review` VALUES(3565, 2220, 30, 'Replaced 3 meters to 6 meters stub-out.', 2, 'sent', '2015-05-13');
INSERT INTO `review` VALUES(3566, 2221, 95, 'Underground Power and Control Cable installation shall be as per SAES-P-104 paragraph 10.\r\nMinimise the number of Splicing of Conductors for main cable from SEC SS-2 to Switchgear (Swgr 1&2), Splicing of conductor shall be as per SAES-P-104 paragraph 5.6.\r\nControl Cable shall not be install directly above the Power Cable (13.8kV MV Cable) as per SAES-P-104 paragraph 10.14. \r\nConsider to use latest revision of Electrical One Line Diagram for 13.8kV switchgear (Swgr 1 & 2).\r\n', 3, 'sent', '2015-05-12');
INSERT INTO `review` VALUES(3567, 2222, 95, 'Underground 13.8kV Power Cable installation shall be as per SAES-P-104 paragraph 10.\r\nEnsure a minimum seperation between redundant direct buried power cables, power cable and control cable shall be maintained as per SAES-P-104 paragraph 14.\r\n', 2, 'sent', '2015-05-12');
INSERT INTO `review` VALUES(3568, 2224, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3569, 2224, 95, 'Ensure that complete accessories shall be provided with new battery system as per 17-SAMSS-511 paragraph 15. ', 2, 'sent', '2015-05-12');
INSERT INTO `review` VALUES(3570, 2225, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3571, 2225, 95, 'Ensure that complete accessories shall be provided with new battery system as per 17-SAMSS-511.\r\n', 2, 'sent', '2015-05-12');
INSERT INTO `review` VALUES(3572, 2226, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3573, 2226, 30, 'No comment', 2, 'sent', '2015-05-13');
INSERT INTO `review` VALUES(3574, 2227, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3575, 2228, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3576, 2229, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3577, 2230, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3578, 2231, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3579, 2232, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3580, 2233, 47, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3581, 2233, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3582, 2233, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3583, 2234, 70, 'for info.', 1, 'sent', '2015-05-19');
INSERT INTO `review` VALUES(3584, 2235, 72, '1.	Please arrange meeting with Petra technical team to discuss BMS interface with Petra controller.\r\n2.	Petra control panel shall be include auxiliary points /status signals for al inputs and out puts for BMS interface.\r\n', 3, 'sent', '2015-05-25');
INSERT INTO `review` VALUES(3585, 2236, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3586, 2237, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3587, 2237, 95, 'Ensure the underground installation of 13.8kV MV cable shall be as per SAES-P-104.', 2, 'sent', '2015-05-18');
INSERT INTO `review` VALUES(3588, 2238, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3589, 2240, 20, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3590, 2239, 11, '1. Consider renaming MV Switchgear - RMU Installation in document checklist E-001, into Package Substation.\r\n2. Ensure that Ring Main Unit installation is part of the package substation and will be assembled in the approved vendor plant.  \r\n3. Document Checklist E-001 and E-002 shall be revised, pre-commissioning activities stated in E-001 shall be moved to E-002 \r\n4. Low voltage Molded Case circuit breakers shall be tested using Saudi Aramco inspection Form/Checklist.\r\n5. Step Down Transformer shall be tested using Saudi Aramco inspection Form/Checklist.\r\n6. Ring Main Unit (RMU) shall be tested using Saudi Electric Company (SEC) and or Vendor Checklist.\r\n7. Ensure that document checklist contains only the required activity as per the document title.                         Ex. Package Substation installation in foundation, the activity must be purely in relation with the erection and installation of the unit within the foundation and must not contain any commissioning checklist.', 3, 'Pending', '2015-05-18');
INSERT INTO `review` VALUES(3591, 2239, 95, 'no comments ', 1, 'sent', '2015-05-21');
INSERT INTO `review` VALUES(3592, 2239, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3593, 2241, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3594, 2241, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3595, 2242, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3596, 2242, 95, 'Contractor to make sure the proposed lighting contactor shall be magnetic type and comply with NEMA ICS2 as per VE-846472 sht 05 off 07.\r\nMake sure the rating and number of main poles for lighting contactor shall be suitable for intended application.\r\nProvide wiring diagram for lighting contactor panel (LCP) and shall match with typical wiring diagram of LCP as shown in IFC VA-846492 sht 001\r\nLighting contractor for indoor/outdoor application shall meet the requirements as specified in SAES-P-100.\r\n', 2, 'sent', '2015-05-21');
INSERT INTO `review` VALUES(3597, 2242, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3598, 2243, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3599, 2243, 47, '# All the block work load bearing concrete masonry units shall be manufactured and tested as per ASTM C90', 2, 'sent', '2015-05-18');
INSERT INTO `review` VALUES(3600, 2243, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3601, 2244, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3602, 2244, 47, 'No comment', 1, 'sent', '2015-05-18');
INSERT INTO `review` VALUES(3603, 2244, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3604, 2245, 11, '1. Include each electrician''s number of years work as Medium Voltage splicer and state project work completed.\r\n2. The candidate/s shall pass the MV cable actual splicing test to be conducted by Saudi Aramco.', 3, 'Pending', '2015-05-18');
INSERT INTO `review` VALUES(3605, 2246, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3606, 2247, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3607, 2248, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3608, 2248, 72, '\r\n\r\n1.	UPS building shall have 2 exhaust fans as per IFC drawing, but the MTO showing only one.\r\n2.	ICC shall ensure the airflow rating is matching as per the IFC requirement.\r\n3.	Test certificate to be provide with the material\r\n\r\n', 2, 'sent', '2015-05-20');
INSERT INTO `review` VALUES(3609, 2248, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3610, 2249, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3611, 2250, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3612, 2250, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3613, 2251, 47, 'No comment', 1, 'sent', '2015-05-20');
INSERT INTO `review` VALUES(3614, 2251, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3615, 2251, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3616, 2252, 47, '#Approved as per constructed on site, based on the Red line.', 2, 'sent', '2015-05-18');
INSERT INTO `review` VALUES(3617, 2252, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3618, 2253, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3619, 2254, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3620, 2255, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3621, 2255, 95, 'No comments', 1, 'sent', '2015-05-23');
INSERT INTO `review` VALUES(3622, 2256, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3623, 2256, 95, 'Underground LV cable shall be installed as per SAES-P-104 paragraph 10 and in accordance with standard drawing AD-036874.\r\nEnsure LV cable will not obstruct any other underground utilities during installation.\r\n', 2, 'sent', '2015-05-24');
INSERT INTO `review` VALUES(3624, 2257, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3625, 2257, 95, 'Underground LV cable shall be installed as per SAES-P-104 paragraph 10 and in accordance with standard drawing AD-036874.\r\nEnsure LV cable will not obstruct any other underground utilities during installation.\r\nUnderground Control cable (8CX2.5sq.mm) shall be installed as per SAES-P-104 paragraph 10 and in accordance with standard drawing AD-036874.', 2, 'sent', '2015-05-24');
INSERT INTO `review` VALUES(3626, 2258, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3627, 2258, 95, 'No comments', 1, 'sent', '2015-05-23');
INSERT INTO `review` VALUES(3628, 2259, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3629, 2260, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3630, 2260, 95, 'Ensure to have safety and quality personal available during the splicing of MV cable.\r\nEnsure all the tools(measuring)used during splicing of MV cable shall have calibration certificates.\r\nEnsure correct cables shall be identify and mark prior to splicing of the cables. \r\ncompression type connectors shall be used for splicing of MV cable as per SAES-P-104 paragraph 6.0\r\nAramco approved splicing kit shall be used for splicing of MV cables. Ensure Vendor installation manual shall be available on site during splicing.\r\nMV cable splicing schedule shall be submitted to ARAMCO at least one week prior to start of activity.\r\nSplicing of cable shall be avoided at the bending of the cable.', 2, 'sent', '2015-05-24');
INSERT INTO `review` VALUES(3631, 2261, 70, 'For Info', 1, 'sent', '2015-05-24');
INSERT INTO `review` VALUES(3632, 2262, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3633, 2262, 95, 'No comments to the above subject submittal.', 1, 'sent', '2015-05-21');
INSERT INTO `review` VALUES(3634, 2263, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3635, 2263, 95, 'Underground Control Cable Shown in section drawings IC-SD-846512 sht 001 to 010 shall be installed as per standard drawing AD-036874 and SAES-P-104.', 2, 'sent', '2015-05-23');
INSERT INTO `review` VALUES(3636, 2264, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3637, 2265, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3638, 2265, 95, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3639, 2266, 59, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3640, 2266, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3641, 2267, 70, 'The contractor shall have his own list to maintain the ID registration. IC did many violations as per KAUST Security regulations such as personnel left the project without return back his KAUST ID and some personnel their KAUST ID expired for long time.', 4, 'sent', '2015-05-25');
INSERT INTO `review` VALUES(3642, 2267, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3643, 2268, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3644, 2269, 70, 'The Engineering Manager is key personnel as per SCH-B Para. 1.1.17 who cannot leave the project without replacement, Mr. Ali El Shayal was conditional approved and he was covering the Civil and Architectural disciplines excluding the MEP and Communication disciplines. The replacement shall cover all disciplines or the contractor shall submit the missing Engineering Managers who will cover the other disciplines.\r\n', 2, 'sent', '2015-05-25');
INSERT INTO `review` VALUES(3645, 2270, 70, 'The contractor is fully responsible to provide the right material as mentioned in the contracting, Project specification and Saudi Aramco Standards. The contractor shall import general fill and select fill as per SCH-C Att. I.', 4, 'sent', '2015-05-25');
INSERT INTO `review` VALUES(3646, 2270, 47, 'NOT ENOUGH INFORMATION', 3, 'sent', '2015-06-02');
INSERT INTO `review` VALUES(3647, 2270, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3648, 2271, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3649, 2271, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3650, 2272, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3651, 2272, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3652, 2273, 47, 'Icc to make sure the wall height is 4 m above final ground level\r\nICC to verify all the setting out coordinate with Aramco surveyor to avoid discrepancies on the final alignment.', 2, 'sent', '2015-05-25');
INSERT INTO `review` VALUES(3653, 2274, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3654, 2274, 47, 'Icc to check the dimension for existing foundation done by Kaust and follow the same design criteria\r\nIcc to provide all the design calculation to justify their foundation stability\r\n', 3, 'sent', '2015-05-27');
INSERT INTO `review` VALUES(3655, 2275, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3656, 2275, 95, 'No comments', 2, 'sent', '2015-05-26');
INSERT INTO `review` VALUES(3657, 2276, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3658, 2277, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3659, 2277, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3660, 2277, 95, 'Ensure that the proposed LV and Grounding cable for the relocation from panel to FEC cabinet shall comply with SAES-P-104 and IEC 60502', 2, 'sent', '2015-05-28');
INSERT INTO `review` VALUES(3661, 2278, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3662, 2279, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3663, 2280, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3664, 2281, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3665, 2282, 70, '1.The redesign of visitor building is minor and contractor can use red line drawings.\r\n2.The internal walls of the Visitor building at Gate# 2 did not commence yet.\r\n3.The email is not a confirmation of the change order.\r\n\r\n', 4, 'sent', '2015-05-27');
INSERT INTO `review` VALUES(3666, 2282, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3667, 2283, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3668, 2283, 70, 'It’s part of the contractor Scope of Work as per IFB SOW(Relocate the fence with the associated security systems) the maintenance road is part of the systems.\r\n\r\nAs per SCH-B Para 3.5 documents and drawings prepared by Saudi Aramco to reflect preliminary design and may not include all information required to complete detail design documents or drawings nor does it contain all information all information that would normally be on a drawing after detailed design has been completed. Contractor shall verify, amplify and correct the preliminary design including but not limited to, investigation of “interface pointsâ€ between said preliminary design and any existing plant facilities not included in the preliminary design, complete the documents and drawings and provide all necessary materials and equipment necessary for the FACILITIES to perform in full compliance with the Job Specification.\r\n', 4, 'sent', '2015-05-27');
INSERT INTO `review` VALUES(3669, 2284, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3670, 2285, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3671, 2286, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3672, 2287, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3673, 2288, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3674, 2289, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3675, 2291, 72, '1. MEP drawings shall be reviewed and signed by ICC MEP manager', 3, 'sent', '2015-06-02');
INSERT INTO `review` VALUES(3676, 2291, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3677, 2292, 47, 'No comment', 1, 'sent', '2015-05-31');
INSERT INTO `review` VALUES(3678, 2293, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3679, 2294, 47, 'No comment', 1, 'sent', '2015-05-31');
INSERT INTO `review` VALUES(3680, 2295, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3681, 2295, 95, 'Ensure grounding and bonding shall be provided for Metal doors as per SAES-P-111 and NEC 250.\r\nensure all the wiring, conduit, power outlets and lighting works shall be done in accordance with applicable Saudi Aramco Engineering standards and construction specifications.', 2, 'sent', '2015-06-02');
INSERT INTO `review` VALUES(3682, 2296, 95, 'Ensure grounding and bonding shall be provided for Metal doors as per SAES-P-111 and NEC 250.\r\nensure all the wiring, conduit, power outlets and lighting works shall be done in accordance with applicable Saudi Aramco Engineering standards and construction specifications.', 2, 'sent', '2015-06-02');
INSERT INTO `review` VALUES(3683, 2296, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3684, 2297, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3685, 2298, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3686, 2298, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3687, 2299, 47, '# Provide the back filling require under and around the concrete structures\r\n# Indicate the position of the construction joint where necessary ', 2, 'sent', '2015-06-02');
INSERT INTO `review` VALUES(3688, 2299, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3689, 2300, 72, '1. Ensure that Conduit for exhaust fan -fire alarm interface is included in fire alarm shop drawing.', 2, 'sent', '2015-06-02');
INSERT INTO `review` VALUES(3690, 2301, 47, '#Provide more details on the panel and grade beam connection.\r\n#Clarify if the column and panel connection will be grouted to provide continuity.\r\n#Provide the design calculations to justify your final design', 3, 'sent', '2015-06-02');
INSERT INTO `review` VALUES(3691, 2301, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3692, 2302, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3693, 2302, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3694, 2303, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3695, 2303, 12, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3696, 2304, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3697, 2305, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3698, 2306, 12, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3699, 2307, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3700, 2308, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3701, 2308, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3702, 2308, 47, '', 0, 'sent', '');
INSERT INTO `review` VALUES(3703, 2309, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3704, 2309, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3705, 2310, 47, '# Provide as-built coordinate (XYZ)for all the lighting poles at Kam road to complete this package. ', 2, 'sent', '2015-06-02');
INSERT INTO `review` VALUES(3706, 2310, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3707, 2311, 11, 'No further comment.', 1, 'Pending', '2015-06-04');
INSERT INTO `review` VALUES(3708, 2311, 95, 'Provide coordination drawings among other utilities.\r\nProvide coordinates for proposed FEC cable and should be check and verified by ARAMCO Surveyor before proceeding for cable pulling.\r\nLV power cable shall be installed in accordance with SAES-P-104.\r\n ', 2, 'sent', '2015-06-08');
INSERT INTO `review` VALUES(3709, 2312, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3710, 2313, 12, 'It is already with Ditta', 1, 'sent', '2015-06-09');
INSERT INTO `review` VALUES(3711, 2314, 95, 'In response to your letter KPSS/SA/B/ANW/15/1218 dated: 31-May’2015, please be advice that before proceeding with option No-2 to energize KAM Access Road Lighting with 150kVA Package Substation and associated Switch Rack procuring by IC as per their scope of work and to connect with existing MV network, please provide realistic date for materials (Package Substation Units-150kVA and Switch Racks) availability at site. ', 3, 'sent', '2015-06-08');
INSERT INTO `review` VALUES(3712, 2314, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3713, 2315, 95, 'In response to proposed TQ-012 and further to vendor (Wescosa) email, Trip units for Package Substations rating 300kVA having 500AT/600AF shall be adjustable type as per Saudi Electricity Company (SEC) specification 37-SDMS-01 paragraph 6.8. But for 75kVA and 150kVA it is considerable to have fixed trip units based on the above same reference.\r\nCircuit breaker Ampere Frame (AF) shall be same as Ampere Trip (AT) as per 16-SAMSS-516 paragraph 4 commentary notes. \r\nHowever concurrence shall be obtained from designer (SCEC) on both the above issues and the changes with Ampere Frame (AF) sizes shall be reflected in IFC drawings before proceeding with inspections. \r\nEnsure that the Protection Scheme or System for Package Substations shall be same as before in compliance to construction specifications and applicable SEC & SAES standards.\r\n', 3, 'sent', '2015-06-04');
INSERT INTO `review` VALUES(3714, 2315, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3715, 2316, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3716, 2316, 49, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3717, 2318, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3718, 2318, 12, ' 4.	Construction of Security buildings at gate 2 and 3, despite the agreement to complete in May, 2015, have slowed down due to inadequate formwork, scaffolding , manpowers and finishing materials', 2, 'sent', '2015-06-02');
INSERT INTO `review` VALUES(3719, 2210, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3721, 2319, 95, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3722, 2321, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3723, 2320, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3724, 2322, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3725, 2322, 22, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3726, 2325, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3727, 2325, 72, '1. All test certificates shall be submitted during material inspection\r\n\r\n2. Gate valves required on site high pressure hydro testing .', 2, 'sent', '2015-06-09');
INSERT INTO `review` VALUES(3728, 2326, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3729, 2327, 72, '1. Tourque value for the flanges shall be included in the submittal ', 3, 'sent', '2015-06-09');
INSERT INTO `review` VALUES(3730, 2328, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3731, 2328, 30, 'approved', 1, 'sent', '2015-06-09');
INSERT INTO `review` VALUES(3732, 2329, 47, '#This drawing is only approved for closing the EIL''s purpose; ICC must submit separate package drawings for all the utilities on electrical, civil, communication, security and mechanical at Kam road with all the XYZ coordinates.', 2, 'sent', '2015-06-09');
INSERT INTO `review` VALUES(3733, 2329, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3734, 2330, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3735, 2331, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3736, 2331, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3737, 2332, 30, '1. Provide more details how the anchors will be lifted and load it to the barge\r\n2. Provide risk assessment\r\n3. provide load calculation for the crane to ensure its capacity is enough to lift and load the anchors\r\n4. Ensure that the crane and operator are at least  TUV certified.', 3, 'sent', '2015-06-09');
INSERT INTO `review` VALUES(3738, 2332, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3739, 2333, 47, 'Provide a clear readable A1 copy for proper review and coordination', 3, 'sent', '2015-06-09');
INSERT INTO `review` VALUES(3740, 2334, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3741, 2335, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3742, 2336, 25, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3743, 2337, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3744, 2338, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3745, 2338, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3746, 2338, 95, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3747, 2340, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3748, 2341, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3749, 2342, 95, 'No comments', 1, 'sent', '2015-06-14');
INSERT INTO `review` VALUES(3750, 2343, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3751, 2344, 30, 'approved', 1, 'sent', '2015-06-14');
INSERT INTO `review` VALUES(3752, 2344, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3753, 2345, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3754, 2345, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3755, 2346, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3756, 2346, 47, 'No further comment if ICC complied to our request.', 2, 'sent', '2015-06-13');
INSERT INTO `review` VALUES(3757, 2347, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3758, 2347, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3759, 2348, 70, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3760, 2350, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3761, 2350, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3762, 2350, 11, '1. The panel board name tag shall be SHELTER # 2 POWER PANEL.\r\n2. Panel Enclosure shall contain stainless steel drain and breather to meet the requirement of SAES P-104.\r\n3. Panel Enclosure access door shall be key type.\r\n4. Provide braided bonding jumper from the access door to the grounding bar.\r\n\r\n', 2, 'sent', '2015-06-15');
INSERT INTO `review` VALUES(3763, 2349, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3764, 2309, 95, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3765, 2351, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3766, 2352, 25, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3767, 2352, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3768, 2352, 47, 'No comment', 1, 'sent', '2015-06-16');
INSERT INTO `review` VALUES(3769, 2176, 25, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3770, 2355, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3771, 2356, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3772, 2353, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3773, 2354, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3774, 2354, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3775, 2357, 72, 'No Comments', 1, 'sent', '2015-06-23');
INSERT INTO `review` VALUES(3776, 2358, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3777, 2359, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3778, 2360, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3779, 2360, 96, 'Accepted with comments as follows;\r\n\r\n1. Before fixing the hydroswell water stop, the concrete surface must be clean free from dust, oils and grease.\r\n2. Adhesive or leveling masterflex paste must be applied strictly according to manufacturer specifications and recommendations\r\n3. Once fixed, the hydroswell water stop shall not be exposed prematurely to water or any other liquids that will cause it to swell before casting concrete.\r\n4. Before casting, inspection shall be carried out and any damaged or pre-mature swelled portion of the waterstop shall be removed and replaced.\r\n5. Placement/ casting of concrete around the waterstop must be done carefully to avoid damage to the waterstop.', 2, 'sent', '2015-06-22');
INSERT INTO `review` VALUES(3780, 2361, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3781, 2361, 72, 'No comments', 1, 'sent', '2015-06-23');
INSERT INTO `review` VALUES(3782, 2364, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3783, 2365, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3784, 2364, 12, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3785, 2362, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3786, 2363, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3787, 2367, 96, 'Coordinates at the sea ( toe of rip-rap ) if wall is continued straight to sea is N =2464025.746 and E = 509349.353, giving Station +14.770km. Currently the Contractor is 27metres short from this last point. Scope of Works for the project is +15.000km, hence security wall to be continued straight up to the sea. The last precast base and wall-post as per " Brick Wall Detail" shown on drawing VA-846505-010-OF1, should be at the edge of rip-rap sloped surface tailing into the sea. \r\n\r\nThis continuation is at no extra cost to the project and no delay claim on the schedule since the Scope Of Work is clear that the wall is approximately 15km. \r\n\r\n', 2, 'Pending', '2015-07-01');
INSERT INTO `review` VALUES(3788, 2368, 95, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3789, 2370, 72, '1.sewer crossing portable water line shall be oriented such that minimum distance of 300 mm under the portable water line\r\n\r\n2. sewer line running parallel to the portable water line shall keep a distance of 3 meter under the portable water line\r\n\r\n3. Pipe shall not reduce in size in the direction of flow\r\n\r\n4. ICC to ensure the sewer line installation shall be according to SAES - S-10  ', 2, 'sent', '2015-06-29');
INSERT INTO `review` VALUES(3790, 2370, 47, '#ICC to provide detail notes to clarify the material types; MH to be used, pipe description and other miscellaneous items \r\n#All levels to be verified on site during construction, ICC to provide a full time surveyor to ensure all levels are spot-on as per the design slope.', 2, 'sent', '2015-06-27');
INSERT INTO `review` VALUES(3791, 2366, 88, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3792, 2369, 39, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3793, 2372, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3794, 2374, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3795, 2376, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3796, 2378, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3797, 2381, 47, 'ICC to provide the MTO, place the PO, issue an LC to all the concerned suppliers to expedite the delivery of materials on site and achieve the completion target dates.', 2, 'sent', '2015-06-29');
INSERT INTO `review` VALUES(3798, 2382, 47, 'ICC to provide the MTO, place the PO, issue an LC to all the concerned suppliers to expedite the delivery of materials on site and achieve the completion target dates.', 2, 'sent', '2015-06-29');
INSERT INTO `review` VALUES(3799, 2380, 25, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3800, 2379, 25, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3801, 2373, 11, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3802, 2371, 91, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3803, 2377, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3804, 2377, 30, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3805, 2375, 52, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3806, 2380, 32, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3807, 2387, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3808, 2385, 58, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3809, 2385, 72, '', 0, 'Pending', '');
INSERT INTO `review` VALUES(3810, 2386, 47, '#Icc to indicate the start and end point of the maintenance road, the end point of the road at 14+450 to be extended up to the end of the brickwall.\r\n#ICC to ensure that there is proper access up to the brickwall.', 2, 'sent', '2015-06-30');
INSERT INTO `review` VALUES(3811, 2386, 96, 'Accepted', 1, 'Pending', '2015-07-01');
INSERT INTO `review` VALUES(3812, 2384, 88, '', 0, 'Pending', '');

-- --------------------------------------------------------

--
-- Table structure for table `review_attach`
--

CREATE TABLE `review_attach` (
  `review_attach_id` int(11) NOT NULL auto_increment,
  `review_attach_path` varchar(100) NOT NULL,
  `review_attach_review` int(11) NOT NULL,
  PRIMARY KEY  (`review_attach_id`),
  KEY `receipt_attach_receipt` (`review_attach_review`)
) ENGINE=InnoDB  DEFAULT CHARSET=latin1 AUTO_INCREMENT=21 ;

--
-- Dumping data for table `review_attach`
--

INSERT INTO `review_attach` VALUES(2, 'support.html', 13);
INSERT INTO `review_attach` VALUES(4, 'PA000381001.pdf', 521);
INSERT INTO `review_attach` VALUES(5, 'PA000363001.pdf', 521);
INSERT INTO `review_attach` VALUES(6, 'Phase 800 Instrumentation work.pdf', 521);
INSERT INTO `review_attach` VALUES(7, 'Cable tray route as per proposal.jpg', 1223);
INSERT INTO `review_attach` VALUES(8, 'PE000002 - KPSS SOW (PP).pdf', 1247);
INSERT INTO `review_attach` VALUES(9, 'PA000095_003.pdf', 1247);
INSERT INTO `review_attach` VALUES(10, 'PA000095_006.pdf', 1247);
INSERT INTO `review_attach` VALUES(11, 'PA000095_009.pdf', 1247);
INSERT INTO `review_attach` VALUES(12, 'PA000095_012.pdf', 1247);
INSERT INTO `review_attach` VALUES(13, 'PA000095_014.pdf', 1247);
INSERT INTO `review_attach` VALUES(14, 'PA000095_017.pdf', 1247);
INSERT INTO `review_attach` VALUES(15, 'Bidders Q and A for Security Fence Project.pdf', 1247);
INSERT INTO `review_attach` VALUES(16, 'MS - 0055-A - REVISED.pdf', 1484);
INSERT INTO `review_attach` VALUES(17, 'Attachment 1.pdf', 1722);
INSERT INTO `review_attach` VALUES(18, 'Attachment 2.pdf', 1722);
INSERT INTO `review_attach` VALUES(19, 'NEW SEC-2 Switchgear.pdf', 1722);
INSERT INTO `review_attach` VALUES(20, 'cloud-computing-cloud-web-hosting.jpg', 2711);

-- --------------------------------------------------------

--
-- Table structure for table `rpassign`
--

CREATE TABLE `rpassign` (
  `rp_assign_id` int(11) NOT NULL auto_increment,
  `rp_assign_initiate_id` int(11) NOT NULL,
  `rp_assign_wbs` int(11) NOT NULL,
  `rp_assign_reporting` int(11) NOT NULL,
  `rp_assign_creationdate` date NOT NULL,
  `rp_assign_due_date` date NOT NULL,
  `rp_assign_by` varchar(20) NOT NULL,
  `rpassign_review_status` varchar(10) NOT NULL,
  `rpassign_review_date` date NOT NULL,
  `rpassign_review_progress` text NOT NULL,
  `rpassign_review_bottlenecks` text NOT NULL,
  `rpassign_review_lock` int(11) NOT NULL,
  PRIMARY KEY  (`rp_assign_id`),
  KEY `rp_assign_initiate_id` (`rp_assign_initiate_id`)
) ENGINE=InnoDB  DEFAULT CHARSET=latin1 AUTO_INCREMENT=79 ;

--
-- Dumping data for table `rpassign`
--

INSERT INTO `rpassign` VALUES(31, 11, 24, 12, '2013-12-09', '2013-12-10', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(32, 11, 24, 12, '2013-12-09', '2013-12-17', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(33, 11, 24, 12, '2013-12-09', '2013-12-24', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(34, 11, 24, 12, '2013-12-09', '2013-12-31', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(35, 11, 1700, 12, '2013-12-09', '2013-12-10', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(36, 11, 1700, 12, '2013-12-09', '2013-12-17', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(37, 11, 1700, 12, '2013-12-09', '2013-12-24', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(38, 11, 1700, 12, '2013-12-09', '2013-12-31', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(39, 11, 1702, 12, '2013-12-09', '2013-12-10', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(40, 11, 1702, 12, '2013-12-09', '2013-12-17', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(41, 11, 1702, 12, '2013-12-09', '2013-12-24', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(42, 11, 1702, 12, '2013-12-09', '2013-12-31', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(43, 11, 1705, 12, '2013-12-09', '2013-12-10', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(44, 11, 1705, 12, '2013-12-09', '2013-12-17', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(45, 11, 1705, 12, '2013-12-09', '2013-12-24', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(46, 11, 1705, 12, '2013-12-09', '2013-12-31', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(47, 11, 3, 32, '2013-12-09', '2013-12-10', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(48, 11, 3, 32, '2013-12-09', '2013-12-17', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(49, 11, 3, 32, '2013-12-09', '2013-12-24', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(50, 11, 3, 32, '2013-12-09', '2013-12-31', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(51, 11, 18, 47, '2013-12-22', '2013-12-10', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(52, 11, 18, 47, '2013-12-22', '2013-12-17', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(53, 11, 18, 47, '2013-12-22', '2013-12-24', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(54, 11, 18, 47, '2013-12-22', '2013-12-31', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(63, 11, 28, 47, '2013-12-29', '2013-12-10', 'sohailmoughal', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(64, 11, 28, 47, '2013-12-29', '2013-12-17', 'sohailmoughal', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(65, 11, 28, 47, '2013-12-29', '2013-12-24', 'sohailmoughal', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(66, 11, 28, 47, '2013-12-29', '2013-12-31', 'sohailmoughal', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(67, 11, 1727, 33, '2013-12-31', '2013-12-10', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(68, 11, 1727, 33, '2013-12-31', '2013-12-17', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(69, 11, 1727, 33, '2013-12-31', '2013-12-24', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(70, 11, 1727, 33, '2013-12-31', '2013-12-31', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(71, 11, 1713, 25, '2013-12-31', '2013-12-10', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(72, 11, 1713, 25, '2013-12-31', '2013-12-17', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(73, 11, 1713, 25, '2013-12-31', '2013-12-24', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(74, 11, 1713, 25, '2013-12-31', '2013-12-31', 'MOUGHASX', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(75, 12, 3875, 68, '2014-06-02', '2014-06-03', 'sohelmugal', 'Complete', '2014-06-02', 'qqqq', 'qqqqq', 1);
INSERT INTO `rpassign` VALUES(76, 12, 3858, 68, '2014-06-02', '2014-06-03', 'sohelmugal', 'Complete', '2014-06-02', 'eeeeee', 'eeeetrtrtttttr', 1);
INSERT INTO `rpassign` VALUES(77, 12, 0, 0, '2014-08-13', '2014-06-03', 'SARFARAZ', 'Pending', '0000-00-00', '', '', 0);
INSERT INTO `rpassign` VALUES(78, 12, 0, 0, '2014-08-13', '2014-06-03', 'SARFARAZ', 'Pending', '0000-00-00', '', '', 0);

-- --------------------------------------------------------

--
-- Table structure for table `rpassignc`
--

CREATE TABLE `rpassignc` (
  `rp_assign_id` int(11) NOT NULL auto_increment,
  `rp_assign_initiate_id` int(11) NOT NULL,
  `rp_assign_wbs` int(11) NOT NULL,
  `rp_assign_reporting` int(11) NOT NULL,
  `rp_assign_creationdate` date NOT NULL,
  `rp_assign_due_date` date NOT NULL,
  `rp_assign_by` varchar(20) NOT NULL,
  `rpassign_review_status` varchar(10) NOT NULL,
  `rpassign_review_date` date NOT NULL,
  `rpassign_review_progress` text NOT NULL,
  `rpassign_review_bottlenecks` text NOT NULL,
  `rp_assign_wbs_progress` varchar(11) NOT NULL,
  `rp_initiate_status` varchar(10) NOT NULL,
  `rp_initiate_statusp` varchar(10) NOT NULL,
  `rp_initiate_lock` int(11) NOT NULL,
  `rp_initiate_lockp` int(11) NOT NULL,
  `rp_initiate_publish_date` date NOT NULL,
  `rp_initiate_progress_date` date NOT NULL,
  PRIMARY KEY  (`rp_assign_id`),
  KEY `rp_assign_initiate_id` (`rp_assign_initiate_id`),
  KEY `rp_assign_initiate_id_2` (`rp_assign_initiate_id`)
) ENGINE=InnoDB  DEFAULT CHARSET=latin1 AUTO_INCREMENT=79 ;

--
-- Dumping data for table `rpassignc`
--

INSERT INTO `rpassignc` VALUES(31, 11, 24, 12, '2013-12-09', '2013-12-10', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(32, 11, 24, 12, '2013-12-09', '2013-12-17', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(33, 11, 24, 12, '2013-12-09', '2013-12-24', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(34, 11, 24, 12, '2013-12-09', '2013-12-31', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(35, 11, 1700, 12, '2013-12-09', '2013-12-10', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(36, 11, 1700, 12, '2013-12-09', '2013-12-17', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(37, 11, 1700, 12, '2013-12-09', '2013-12-24', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(38, 11, 1700, 12, '2013-12-09', '2013-12-31', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(39, 11, 1702, 12, '2013-12-09', '2013-12-10', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(40, 11, 1702, 12, '2013-12-09', '2013-12-17', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(41, 11, 1702, 12, '2013-12-09', '2013-12-24', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(42, 11, 1702, 12, '2013-12-09', '2013-12-31', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(43, 11, 1705, 12, '2013-12-09', '2013-12-10', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(44, 11, 1705, 12, '2013-12-09', '2013-12-17', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(45, 11, 1705, 12, '2013-12-09', '2013-12-24', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(46, 11, 1705, 12, '2013-12-09', '2013-12-31', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(47, 11, 3, 32, '2013-12-09', '2013-12-10', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(48, 11, 3, 32, '2013-12-09', '2013-12-17', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(49, 11, 3, 32, '2013-12-09', '2013-12-24', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(50, 11, 3, 32, '2013-12-09', '2013-12-31', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(51, 11, 18, 47, '2013-12-22', '2013-12-10', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(52, 11, 18, 47, '2013-12-22', '2013-12-17', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(53, 11, 18, 47, '2013-12-22', '2013-12-24', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(54, 11, 18, 47, '2013-12-22', '2013-12-31', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(63, 11, 28, 47, '2013-12-29', '2013-12-10', 'sohailmoughal', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(64, 11, 28, 47, '2013-12-29', '2013-12-17', 'sohailmoughal', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(65, 11, 28, 47, '2013-12-29', '2013-12-24', 'sohailmoughal', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(66, 11, 28, 47, '2013-12-29', '2013-12-31', 'sohailmoughal', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(67, 11, 1727, 33, '2013-12-31', '2013-12-10', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(68, 11, 1727, 33, '2013-12-31', '2013-12-17', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(69, 11, 1727, 33, '2013-12-31', '2013-12-24', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(70, 11, 1727, 33, '2013-12-31', '2013-12-31', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(71, 11, 1713, 25, '2013-12-31', '2013-12-10', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(72, 11, 1713, 25, '2013-12-31', '2013-12-17', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(73, 11, 1713, 25, '2013-12-31', '2013-12-24', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(74, 11, 1713, 25, '2013-12-31', '2013-12-31', 'MOUGHASX', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(75, 12, 3875, 68, '2014-06-02', '2014-06-03', 'sohelmugal', 'Pending', '2014-06-02', 'qqqq', 'qqqqq', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(76, 12, 3858, 68, '2014-06-02', '2014-06-03', 'sohelmugal', 'Pending', '2014-06-02', 'eeeeee', 'eeeetrtrtttttr', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(77, 12, 0, 0, '2014-08-13', '2014-06-03', 'SARFARAZ', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');
INSERT INTO `rpassignc` VALUES(78, 12, 0, 0, '2014-08-13', '2014-06-03', 'SARFARAZ', 'Pending', '0000-00-00', '', '', '0', 'Pending', 'Pending', 0, 0, '0000-00-00', '0000-00-00');

-- --------------------------------------------------------

--
-- Table structure for table `rpconsolidate`
--

CREATE TABLE `rpconsolidate` (
  `consolidate_id` int(11) NOT NULL auto_increment,
  `consolidate_receipt_id` int(11) NOT NULL,
  `consolidate_int_id` int(11) NOT NULL,
  `consolidate_comments` text NOT NULL,
  `consolidate_comment_status` int(11) NOT NULL,
  `consolidate_status` varchar(10) NOT NULL,
  `consolidate_comment_date` varchar(10) NOT NULL,
  PRIMARY KEY  (`consolidate_id`),
  KEY `review_receipt_id` (`consolidate_receipt_id`),
  KEY `review_int_id` (`consolidate_int_id`)
) ENGINE=InnoDB DEFAULT CHARSET=latin1 AUTO_INCREMENT=1 ;

--
-- Dumping data for table `rpconsolidate`
--


-- --------------------------------------------------------

--
-- Table structure for table `rpconsolidate_attach`
--

CREATE TABLE `rpconsolidate_attach` (
  `consolidate_attach_id` int(11) NOT NULL auto_increment,
  `consolidate_attach_path` varchar(100) NOT NULL,
  `consolidate_attach_consolidate` int(11) NOT NULL,
  PRIMARY KEY  (`consolidate_attach_id`),
  KEY `receipt_attach_receipt` (`consolidate_attach_consolidate`),
  KEY `consolidate_attach_consolidate` (`consolidate_attach_consolidate`)
) ENGINE=InnoDB DEFAULT CHARSET=latin1 AUTO_INCREMENT=1 ;

--
-- Dumping data for table `rpconsolidate_attach`
--


-- --------------------------------------------------------

--
-- Table structure for table `rpinitiate`
--

CREATE TABLE `rpinitiate` (
  `rp_initiate_id` int(11) NOT NULL auto_increment,
  `rp_initiate_pid` int(11) NOT NULL,
  `rp_initiate_frequency` varchar(10) NOT NULL,
  `rp_initiate_next_date` date NOT NULL,
  `rp_initiate_last_date` date NOT NULL,
  `rp_initiate_subject` text NOT NULL,
  `rp_initiate_code` varchar(50) NOT NULL,
  `rp_initiate_WBS` int(11) NOT NULL,
  `rp_assign_publish` int(11) NOT NULL,
  `rp_assign_progress` int(11) NOT NULL,
  `rp_initiate_creationdate` date NOT NULL,
  `companyID` int(11) NOT NULL,
  PRIMARY KEY  (`rp_initiate_id`),
  KEY `rp_initiate_WBS` (`rp_initiate_WBS`),
  KEY `rp_initiate_pid` (`rp_initiate_pid`)
) ENGINE=InnoDB  DEFAULT CHARSET=latin1 AUTO_INCREMENT=13 ;

--
-- Dumping data for table `rpinitiate`
--

INSERT INTO `rpinitiate` VALUES(11, 8, 'Weekly', '2013-12-10', '2013-12-31', 'Internal Weekly Progress Report', 'IWPR', 21, 25, 32, '2013-12-09', 3);
INSERT INTO `rpinitiate` VALUES(12, 28, 'Single', '2014-06-03', '2014-06-06', 'Testing', 'TEST', 96, -1, -1, '2014-06-02', 28);

-- --------------------------------------------------------

--
-- Table structure for table `rpreview_attach`
--

CREATE TABLE `rpreview_attach` (
  `review_attach_id` int(11) NOT NULL auto_increment,
  `review_attach_path` varchar(100) NOT NULL,
  `review_attach_review` int(11) NOT NULL,
  PRIMARY KEY  (`review_attach_id`),
  KEY `receipt_attach_receipt` (`review_attach_review`),
  KEY `review_attach_review` (`review_attach_review`)
) ENGINE=InnoDB DEFAULT CHARSET=latin1 AUTO_INCREMENT=1 ;

--
-- Dumping data for table `rpreview_attach`
--


-- --------------------------------------------------------

--
-- Table structure for table `rpreview_attachc`
--

CREATE TABLE `rpreview_attachc` (
  `review_attach_id` int(11) NOT NULL auto_increment,
  `review_attach_path` varchar(100) NOT NULL,
  `review_attach_review` int(11) NOT NULL,
  PRIMARY KEY  (`review_attach_id`),
  KEY `receipt_attach_receipt` (`review_attach_review`),
  KEY `review_attach_review` (`review_attach_review`)
) ENGINE=InnoDB DEFAULT CHARSET=latin1 AUTO_INCREMENT=1 ;

--
-- Dumping data for table `rpreview_attachc`
--


-- --------------------------------------------------------

--
-- Table structure for table `rr_instance`
--

CREATE TABLE `rr_instance` (
  `rr_id` int(11) NOT NULL auto_increment,
  `rr_name` varchar(100) NOT NULL,
  `rr_date` date NOT NULL,
  `rr_project` varchar(100) NOT NULL,
  `rr_client` varchar(100) NOT NULL,
  `rr_estimator` varchar(100) NOT NULL,
  `rr_mat` tinyint(4) NOT NULL,
  `rr_mpr` tinyint(4) NOT NULL,
  `rr_eqp` tinyint(4) NOT NULL,
  `rr_sub` tinyint(4) NOT NULL,
  `rr_crw` tinyint(4) NOT NULL,
  `rr_asm` tinyint(4) NOT NULL,
  `rr_raw` tinyint(4) NOT NULL,
  `companyID` int(11) NOT NULL,
  PRIMARY KEY  (`rr_id`),
  UNIQUE KEY `rr_id` (`rr_id`)
) ENGINE=InnoDB DEFAULT CHARSET=latin1 AUTO_INCREMENT=1 ;

--
-- Dumping data for table `rr_instance`
--


-- --------------------------------------------------------

--
-- Table structure for table `SPECS`
--

CREATE TABLE `SPECS` (
  `SPECID` int(11) NOT NULL auto_increment,
  `title` varchar(50) NOT NULL,
  `specnotes` text NOT NULL,
  `dateCreated` date NOT NULL,
  `companyID` int(11) NOT NULL,
  PRIMARY KEY  (`SPECID`)
) ENGINE=InnoDB DEFAULT CHARSET=latin1 AUTO_INCREMENT=1 ;

--
-- Dumping data for table `SPECS`
--


-- --------------------------------------------------------

--
-- Table structure for table `subcontractorresource`
--

CREATE TABLE `subcontractorresource` (
  `serial` int(11) NOT NULL auto_increment,
  `companyID` int(11) NOT NULL,
  `name` varchar(100) NOT NULL,
  `vendor_abb` varchar(10) NOT NULL,
  `dateCreated` varchar(40) NOT NULL,
  `address` text NOT NULL,
  `contactInfo` text NOT NULL,
  `contactd` varchar(100) NOT NULL,
  `email` varchar(100) NOT NULL,
  `fax` varchar(50) NOT NULL,
  `phone` varchar(50) NOT NULL,
  `mobile` varchar(50) NOT NULL,
  `discipline` int(11) NOT NULL,
  PRIMARY KEY  (`serial`)
) ENGINE=InnoDB  DEFAULT CHARSET=latin1 AUTO_INCREMENT=42 ;

--
-- Dumping data for table `subcontractorresource`
--

INSERT INTO `subcontractorresource` VALUES(6, 2, 'endor Name', '7', '2013-04-17', 'endor Name', 'salman', '', 'salmanzaibi15@gmail.com', '123456878', '123456789', '333333', 0);
INSERT INTO `subcontractorresource` VALUES(7, 3, 'Saudi Consolidated Engg Company', 'SCEC', '2013-10-05', 'PO 1713, King Abdul Aziz Street, Alkhobar 31952, KSA', 'Yusuf Ahmed', '', 'y-ahmed@scecka.com', '+966 13 894 2341', '+966 13 894 6816', '+966 5 0266 8404', 9);
INSERT INTO `subcontractorresource` VALUES(8, 3, 'International Contracting Company', 'ICC', '2013-09-28', '', 'Asghar Niaz', '', 'masghar.niaz@iccksa.com', '', '', '', 29);
INSERT INTO `subcontractorresource` VALUES(9, 3, 'International Contracting Company', 'ICC', '2013-09-28', '', 'AbdulRasheed Sait', '', 'Abdul.Sait@drakescull.com', '', '', '', 27);
INSERT INTO `subcontractorresource` VALUES(10, 3, 'International Contracting Company', 'ICC', '2013-09-28', '', 'Sameeh Al Tamimi', '', 'Sameeh.Tamimi@drakescull.com', '', '', '', 17);
INSERT INTO `subcontractorresource` VALUES(11, 3, 'Saudi Consolidated Engg Company', 'SCEC', '2013-09-28', '', 'Orlando Garcia', '', 'garcia@scecka.com', '', '', '', 16);
INSERT INTO `subcontractorresource` VALUES(12, 3, 'Electronic Special Equipment Company', 'ESEC', '2013-09-28', 'www.esepro.co', 'Rami Maamari', '', 'rmaamari@Alajou.com ', '', '', '+966 5 0666 4112', 34);
INSERT INTO `subcontractorresource` VALUES(13, 3, 'Saudi Consolidated Engg Company', 'SCEC', '2013-10-05', '', 'Khalidi Asger', '', 'khalidi@scecka.com', '', '+966 13 894 6816', '', 9);
INSERT INTO `subcontractorresource` VALUES(14, 3, 'International Contracting Company', 'ICC', '2013-09-28', 'International Centre for Contracting, Jeddah 21443', 'Khalid El-Daly', '', '', '', '', '', 29);
INSERT INTO `subcontractorresource` VALUES(15, 3, 'International Contracting Company', 'ICC', '2014-02-18', '', 'Saleh Muradweij', '', 'saleh.muradweij@drakescull.com', '', '+966 13 887 0158', '', 17);
INSERT INTO `subcontractorresource` VALUES(16, 2, 'vv', 'v', '2014-02-22', 'test1', 'sasa', 'ss', 'salmanzaibi15@gmail.com', '215', '123456789', '333333', 0);
INSERT INTO `subcontractorresource` VALUES(17, 3, 'International Contracting Company', 'ICC', '2014-02-18', '', 'Hesham Elbakry', '', 'Hesham.Elbakry@drakescull.com', '', '', '', 17);
INSERT INTO `subcontractorresource` VALUES(18, 3, 'International Contracting Company', 'ICC', '2013-08-18', '', 'Munir Nasser', '', '', '', '', '', 17);
INSERT INTO `subcontractorresource` VALUES(20, 3, 'OTHER', 'OTHER', '2013-09-01', 'Other', 'Other', '', '', '', '', '', 17);
INSERT INTO `subcontractorresource` VALUES(21, 3, 'SNC-Lavalin Fayez Engineering', 'SLFE', '2013-10-05', 'Auto Moto Complex P.O. Box 20394 ALKHOBAR, KSA 31952', 'Ahmed Anwer', '', 'Ahmed.Anwer@slfe.com.sa', '', '+966 13 510 7777 ', '+966 5 4797 2404', 42);
INSERT INTO `subcontractorresource` VALUES(22, 34, 'Ayash', 'AYASH', '2013-09-29', '', 'Ayash', '', '', '', '', '', 43);
INSERT INTO `subcontractorresource` VALUES(23, 3, 'Integrated Telecom Company', 'ITC', '2013-10-05', 'OSP Network Engineer', 'Ali Raza', '', '', '', '', '+966 5 0725 1386', 34);
INSERT INTO `subcontractorresource` VALUES(24, 3, 'Saudi Telecom Company', 'STC', '2013-10-05', '', 'A Dahrani', '', '', '', '', '+966 5 5777 9990', 34);
INSERT INTO `subcontractorresource` VALUES(25, 3, 'Mobily Telecom Company', 'MOBILY', '2013-10-05', '', 'Mohd Abdullah', '', '', '', '', '+966 5 4555 4010', 34);
INSERT INTO `subcontractorresource` VALUES(26, 3, 'Saudi Electrical Company', 'SEC', '2013-10-05', 'Borj Al Faisaliah Building, King Fahed Road 22955 Riyadh', 'Faisal', '', '', '', '+966 12 213 5053', '+966 5 4212 1225', 11);
INSERT INTO `subcontractorresource` VALUES(27, 3, 'Integrated Telecom Company', 'ITC', '2013-10-05', '', 'Ali Khan', '', '', '', '+966 11 406 2203', '+966 5 4500 0492', 34);
INSERT INTO `subcontractorresource` VALUES(28, 3, 'Saudi Telecom Company', 'STC', '2013-10-05', '', 'Hate Al Thebyani ', '', '', '', '+966 5 0473 7668', '+966 5 5888 7239', 34);
INSERT INTO `subcontractorresource` VALUES(29, 3, 'Mobily Telecom Company', 'MOBILY', '2013-10-05', '', 'S. Abdumajid ', '', '', '', '', '+966 5 6032 1833', 34);
INSERT INTO `subcontractorresource` VALUES(30, 3, 'Saudi Telecom Company', 'STC', '2013-10-10', '', 'Hassan Bin Mohammad AlShahri', '', '', '', '', '', 34);
INSERT INTO `subcontractorresource` VALUES(31, 3, 'Saudi Telecom Company', 'STC', '2013-10-10', 'Account Manager I, EBU - Key Account Sales', 'Hani Rajab', '', 'hrzahrani@stc.com.sa', '+966 12 612 7701', '+966 12 612 7824', '+966 556 600 366', 34);
INSERT INTO `subcontractorresource` VALUES(32, 3, 'Mobily Telecom Company', 'MOBILY', '2013-10-24', '', 'Khalid Al-Subhi', '', '', '', '', '+966 5 4234 9000', 34);
INSERT INTO `subcontractorresource` VALUES(33, 3, 'International Contracting Company', 'ICC', '2013-11-09', '', 'Anwar Shammout', '', 'anwar.shammout@drakescull.com', '', '', '+966 5 5563 9196', 17);
INSERT INTO `subcontractorresource` VALUES(34, 28, 'Tile Setter', 'TILESETTER', '2013-11-25', '', 'Unknown', '', '', '', '', '', 51);
INSERT INTO `subcontractorresource` VALUES(35, 63, 'Professional Hands Est.', 'PHE', '2014-01-11', 'Khobar', 'Ali', '', 'ali.phe@yahoo.com', '', '', '', 58);
INSERT INTO `subcontractorresource` VALUES(36, 2, 'i', 'i', '2014-02-22', 'i', 'i', 'i', '', '', '', '', 0);
INSERT INTO `subcontractorresource` VALUES(37, 28, 'Ayash Earthworks', 'AEW', '2014-02-22', 'xyz Street, ABC', 'Abu Waleed', 'General Manager', 'abs@wbs.com', '1234567890', '1234567890', '1234567890', 53);
INSERT INTO `subcontractorresource` VALUES(38, 3, 'International Contracting Company', 'IC', '2014-04-01', 'King Abdullatif Road, Riyadh, KSA', 'Ahmed Karar', 'Company Representative', 'ahmed.Karar@drakescull.com', '', '', '+966 5 0066 1164', 17);
INSERT INTO `subcontractorresource` VALUES(39, 3, 'Saudi Consolidated Engg Company', 'SCEC', '2014-04-01', '', 'Jamil Akhtar ', 'Design Engineer', 'Jamil.Akhtar@khatibalami.com', '', '', '', 17);
INSERT INTO `subcontractorresource` VALUES(40, 3, 'Maher Al-Marzooki Est', 'MAM', '2014-04-01', '', 'Mohan Raj', '', 'mohanrajpk@marzooki.com', '', '', '+966 5 0524 5167', 34);
INSERT INTO `subcontractorresource` VALUES(41, 28, 'U-Trade', 'UTE', '2014-05-06', '652, Street 7, Chaklala Scheme 3, Rawalpindi', 'Wahid Khan', 'CTO', 'wahid.k@utrade.co', '', '+92512574664 x 5', '+923008568887', 39);

-- --------------------------------------------------------

--
-- Table structure for table `submittal`
--

CREATE TABLE `submittal` (
  `submittal_id` int(11) NOT NULL auto_increment,
  `submittal_receipt_id` int(11) NOT NULL,
  `submittal_int_id` int(11) NOT NULL,
  `submittal_comments` text NOT NULL,
  `submittal_keywords` text NOT NULL,
  `submittal_status` varchar(10) NOT NULL,
  `submittal_comment_date` varchar(10) NOT NULL,
  `submittal_checked_by` int(11) NOT NULL,
  `submittal_rechecked_by` int(11) NOT NULL,
  `submittal_approved_by` int(11) NOT NULL,
  `submittal_signed_by` int(11) NOT NULL,
  `submittal_doc_reference` varchar(50) NOT NULL,
  `submittal_doc_date` date NOT NULL,
  `submittal_received_by` int(11) NOT NULL,
  `submittal_received_number` varchar(100) NOT NULL,
  `submittal_courier_name` varchar(100) NOT NULL,
  `submittal_courier_number` varchar(100) NOT NULL,
  `submittal_folder` varchar(50) NOT NULL,
  `submittal_cabinet` varchar(10) NOT NULL,
  PRIMARY KEY  (`submittal_id`),
  KEY `review_receipt_id` (`submittal_receipt_id`),
  KEY `review_int_id` (`submittal_int_id`)
) ENGINE=InnoDB  DEFAULT CHARSET=latin1 AUTO_INCREMENT=2389 ;

--
-- Dumping data for table `submittal`
--

INSERT INTO `submittal` VALUES(8, 62, 24, '', '', 'Complete', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(9, 43, 24, 'ttt', 'tttttt', 'Pending', '2013-05-01', 0, 24, 0, 24, 'dd', '2013-05-20', 0, '', 'dd', 'dd', 'dd', 'dd');
INSERT INTO `submittal` VALUES(12, 30, 17, 'SAPMT has reviewed CV of Rafat Abdul Qader and has the following comments:\r\n\r\n1.	Copies of certificate courses and memberships shall be attached.\r\n2.	After providing certificates a date and time shall be scheduled for a personal interview or an online interview.\r\n\r\nShould you have any questions, please contact Mr. Fahad A. Al Balawi, Senior Project Engineer at Tel No.: 422-4393.\r\n', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-038/13', '2013-03-18', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(13, 31, 17, '\r\nSAPMT has reviewed the subject submittal of Document Distribution Matrix and has the following comments:\r\n\r\n1.	Procurement Plan shall be a part of the Project schedule\r\n2.	There are only two all-inclusive reports required related to procurement as follows;\r\na.	Project Procurement weekly status report which shows anticipated dates, list of materials to be procured, vendors, submission dates, approval dates, PO status, expediting status, purchasing status, shipment status, site delivery status and site inspection/ acceptance status\r\nb.	Field Material control plan shall relate to the “Project Procurement Weekly status report” and show the site stocks/ inventory status and consumption status.\r\n3.	Item No.6 (Under Project Control) is a mandatory requirement which has to be incorporated in Project Schedule.\r\n4.	Bi-weekly look ahead schedules shall be provided for QA/ QC, Inspections and Activities.\r\n5.	Minutes of Weekly/ Monthly Progress Meeting shall be included instead of Weekly/ Monthly Progress Meeting. Weekly progress/ obstacles/ bottlenecks pictures shall be included.\r\n6.	Item No. 13 shall be rephrased as Weekly Project Progress Report. The cut off day for Weekly progress is Thursday and the due date of Weekly Progress Report submission is subsequent week Sunday morning (Soft copy shall be mailed on Saturday).\r\n7.	Daily Progress Report shall be included in the document. It has to be emailed on or before next day morning 8.00AM.\r\n\r\n8.	Invoice submission is missing and the frequency of the Invoice is Monthly.\r\n9.	All reports shall include related documents, verifications/ inspections etc. as attachments.\r\n10.	Minutes of Weekly Engineering/ Design Meetings.\r\n11.	Daily Suadization verification report shall be included which shall be summarized on monthly basis for invoicing proposes.\r\n12.	Resources (Manpower/ equipment) report shall be included in the weekly progress report\r\n13.	Weekly Safety Report including Minutes of Weekly safety meeting, lost man hours, Safety Staff Status, near misses, occurrences, job hazards, weekly safety orientation topics, toolbox talks, etc. based on which SAMPT shall prepare a Monthly Project Safety Index.\r\n14.	Weekly Project QA/QC Report showing NCRs/ LBEs/ RFIs/ pro-active notifications, responses/ actions  etc. and Monthly Quality management report based on which SAPMT/ SAPID shall prepare a Project Quality Index\r\n15.	Weekly Document submittal and reply status report.\r\n16.	Mention in the footnote that the documents/ reports shall be revised as and when required by SAPMT.\r\n17.	 In QA & QC list the frequency of inspection assignment package should be (As per Requested) instead of every two weeks because it’s required and one of the sequence in every material has inspection level 1 and above.\r\n\r\nShould you have any questions, please contact Mr. Fahad A. Al Balawi, Senior Project Engineer at Tel No.: 422-4393.\r\n', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-041/13', '2013-05-18', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(14, 32, 17, '\r\nSAPMT has reviewed CV of Muhammad Ilyas Lund for the position of Procurement Manager. The following are our comments:\r\n\r\n1-	SAPMT shall conduct an interview with Mr. Muhammad whereby experience and qualifications shall be reviewed. If successful a conditional approval will be given and shall last for a probationary period of three months.\r\n2-	SAPMT reserves the right to revoke the conditional approval at any time should his performance be deemed unsatisfactory.\r\nShould you have any questions, please contact Mr. Fahad A. Al Balawi, Senior Project Engineer at Tel No.: 422-4393.\r\n', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-043/13', '2013-03-19', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(15, 34, 17, '', '', 'Pending', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(16, 35, 17, '', '', 'Pending', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(17, 36, 17, '', '', 'Pending', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(18, 37, 17, 'SAPMT has reviewed the subject submittal and has the following comments:\r\n\r\n1.	The WBS is not in line with the payment schedule and also does not include the discussed and agreed issues in various meetings between SAPMT and ICC.\r\n2.	A detailed schedule was to be submitted on 27 March 2013 (a contractual milestone) and a WBS was requested by SAPMT 15 days in advance to ensure that ICC does not have to revise the whole schedule and WBS in case it’s not acceptable to SAPMT. ICC has delayed the submission of a contractual milestone.\r\n3.	ICC shall provide a revised WBS in (2) two days which shall be in line with the payment schedule and previously agreed conditions.\r\n4.	ICC shall provide a detailed activity schedule based on the approved WBS in (5) five days.\r\n\r\nShould you have any questions, please contact Fahad A Balawi (02) 422-4393 or fahad.balawi.1@aramco.com.\r\n', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-054/13', '2013-04-01', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(19, 38, 17, 'SAPMT has reviewed the subject submittal and has approved with comments as given below;\r\n\r\n1.	Points shall be collected on a grid of 5m x 5m minimum, where there are lesser variations or no obstacles exist.\r\n\r\n2.	All existing and prominent land features in the near vicinity of the project, like roads, trees, buildings, poles, bridges etc., shall be included.\r\n\r\n3.	The topographic shall be sufficient to provide all the data required for a detailed design for the project considering slopes required for storm drainage, roads, connections, intersections etc.\r\n\r\n4.	While a minimum 80 to 100m long corridor for the topographic survey is acceptable as a general rule, however it cannot be limited, in case the slope variations in the near vicinity are significant or notably inter-dependent features like existing roads/ buildings/ walls/ bridges exist. Consider increasing the width of the corridor on both sides where necessary.\r\n\r\n5.	A CSV file in PNEZD format shall be submitted on 5 non-writable CDs with the submittal.\r\n\r\n6.	Different Cad drafting layers shall be used for trees, points, structures, poles, boundaries, centerlines, roads etc.\r\n\r\n7.	A plan showing the natural slopes in the shape of arrows shall be provided (water drop analysis)\r\n\r\n8.	Final report shall be submitted in 5 sets of hard and soft format; and shall include a description of the topographic studies, findings, a key plan, a site plot plan, drawings, data files, site sketches, surveyors notes, maps, drawings on required scale with points and contours, raw files etc. All submissions shall be signed by a qualified surveying engineer.\r\n9.	New temporary or permanent benchmarks shall be constructed according to Aramco approved drawings and specifications.\r\n\r\n10.	Propose an Aramco approved Topographic surveying company in order to expedite the work.\r\n\r\n11.	All comments shall be a part of the approval and the contractor may revise the submittal only in case of disagreement with the comments.\r\n\r\nShould you have any questions, please contact Fahad A Balawi (02) 422-4393 or fahad.balawi.1@aramco.com.\r\n', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-055/13', '2013-04-01', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(21, 40, 17, 'SAPMT has reviewed Prequalification of Raydan Factory for temporary site offices Survey which is approved with following comments:\r\n\r\n•	Provide details of furniture and appliances.\r\n•	Provide details distribution of power cables, fire alarm, etc.\r\nShould you have any questions, please contact Fahad A. Al Balawi, Senior Project Engineer at Tel No.: 422-4393.\r\n', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-061/13', '2013-04-03', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(22, 41, 17, 'Reference to submittal No: DS-009, SAPMT has approved Turki Hatem Al-Bani for the position of ICC Document Controller.\r\n\r\nShould you have any questions, please contact Fahad A. Al Balawi, Senior Project Engineer at Tel No.: 422-¬¬¬¬¬¬¬4393.\r\n', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-062/13', '2013-04-03', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(23, 42, 17, 'SAPMT has reviewed submittal of design office and has the following comments:\r\n\r\n1.	The subcontract between the contractor and the design office shall be in accordance with the primary contract between the contractor and SAPMT with specific reference to the Schedule H, Para 7, where in addition to providing all Detail design and Engineering work required under this Contract, the design office shall also provide full design engineering support during the Construction and Commissioning phases, by deputizing coordination staff at the project site.\r\n2.	The scope shall include the fact that “ALL” requirements of the project as mentioned in the primary contract have to be designed, instead of listing them here. However, the civil component has not been listed and a few buildings have been ignored like the Quick Response Building etc.\r\n3.	All designs prepared by other vendors, manufacturers, suppliers, subcontractors shall be reviewed, CADDED and approved by design office. All vendors, manufacturers, suppliers or subcontractors shall be approved by SAPMT.\r\n4.	Notes and Assumptions to the scope of work \r\na.	Scope of work of the Geotechnical studies shall be approved by SAPMT and performed by Aramco approved Third Party Company.\r\nb.	More clarification is required\r\n5.	Mention the type of design support to be provided by the ICC in-house design team on site during the construction phase, which may be in shape of shop drawings and/ or clarifications drawings etc.  This shall also establish a way to deal with conflicts/ queries between specifications, standards and drawings if they occur during construction. A time frame for responses for technical queries shall be mentioned.\r\n\r\n6.	Development of as-built drawings shall be included with relevant procedural details.\r\n7.	Scope of work of the Environmental Impact Assessment shall be included and approved by SAPMT. Also, must be performed by Aramco approved third party company\r\n8.	 Dedicated engineering team from ICC should be stationed in the design office during the design stage.\r\n9.	Any subcontract plan under the scope of K&A must be approved by SAPMT for example –low current work, and security work. \r\nShould you have any questions, please contact Mr. Fahad A. Al Balawi, Senior Project Engineer at Tel No.: 422-4393.\r\n', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-042/13', '2013-03-19', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(24, 48, 17, 'SAPMT has reviewed your subject submittal dated 13 March 2013 and has the following comments;\r\n1.	While the vendor is an Aramco approved vendor, the batching plant can be approved only after it is installed.\r\n2.	Specify the location of the proposed Batch Plant and Precast facilities.\r\n3.	Comply with Saudi Aramco full scale plant trials as per SAEP-1152, SAEP-383 and SAEP-1150.\r\n\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-070/13', '2013-04-09', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(25, 49, 17, '', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-019/13', '2013-02-27', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(26, 50, 17, '', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-020/13', '2013-03-03', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(27, 51, 17, '', '', 'Complete', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(28, 52, 17, '', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-022/13', '2013-03-05', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(29, 53, 17, '', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-024/13', '2013-03-03', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(30, 54, 17, '', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-025/13', '2013-03-03', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(31, 55, 17, '', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-026/13', '2013-03-05', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(32, 56, 17, '', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-027/13', '2013-03-04', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(33, 57, 17, '', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-029/13', '2013-03-04', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(34, 58, 17, '', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-030/13', '2013-03-05', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(35, 59, 17, '', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-031/13', '2013-03-09', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(36, 60, 17, '', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-032/13', '2013-03-09', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(37, 61, 17, '', '', 'Complete', '2013-05-12', 0, 27, 0, 26, 'L-033/13', '2013-03-09', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(38, 64, 17, '', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-035/13', '2013-03-12', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(39, 65, 17, 'SAPMT has reviewed CV of Ahmed Wasseef Abu Saa for QC Manager and he is rejected for the following reasons:\r\n\r\n1-	A QC manger should have a university degree or equivalent and a total of seven years inspection experience or a high school diploma with a total of ten years inspection experience.  \r\n2-	As minimum, QC manger shall have five (5) years directly relating to supervision of construction activities in the Contract Scope of WORK (e.g.; oil, gas and petrochemical projects, Infrastructure, communication) as required in schedule –Q, Attachment I, Para 3.1.\r\nShould you have any questions, please contact Mr. Fahad A. Al Balawi, Senior Project Engineer (A) at Tel No.: 422-4393.\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L=037/13', '2013-03-18', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(40, 66, 17, 'SAPMT has reviewed subject submittal of Project Organization Chart and approved.  \r\n\r\nShould you have any questions, please contact Mr. Fahad A. Al Balawi, Senior Project Engineer at Tel No.: 422-¬¬¬¬¬¬¬4393.\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-040/13', '2013-02-26', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(41, 69, 17, 'In reference to submittal number RTA-016-A, Bernardino Ibarrola has been approved conditionally as Procurement QC supervisor for KAUST perimeter security systems for only three months starting March 17, 201.\r\n\r\nShould you have any questions, please contact Mr. Fahad A. Al Balawi, Sr. Project Engineer at Tel No.: 422-4393.\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-044/13', '2013-03-19', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(42, 70, 17, '\r\nSAMPT has reviewed your subject submittal dated March 13, 2013 and has no objection with following comment:\r\n\r\n•	Temporary Site office shall meet SAUDI ARAMCO Sanitary Code and 2003 International Building Code® (IBC 2003).\r\n•	Provide assembly point, and Fire Extinguishers location\r\n•	Saudi Aramco Parking area shall be shaded. \r\n•	Provide separate submittal of complete office design.\r\nShould you have any questions, please contact Mr. Fahad A. Al Balawi, Senior Project Engineer at Tel No.: 422-¬¬¬¬¬¬¬4393.\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-45/13', '2013-02-26', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(43, 71, 17, '\r\nSAPMT has reviewed the CV of Muhammed Rizwan Aziz for QA/QC Inspector (Civil) position and an interview shall be conducted to access his experience and qualifications.  \r\n\r\nShould you have any questions, please contact Fahad A. Al Balawi, Senior Project Engineer at Tel No.: 422-4393.\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-049/13', '2013-04-09', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(44, 72, 17, 'SAPMT has reviewed Mobilization Schedule which must be revised and resubmitted including the following:\r\n\r\n1.	Site Survey.\r\n2.	Geotechnical Investigation Report(Study, Report Submission, comments, Approval)\r\n3.	Environmental Impact Assessment\r\n4.	Procurement Plan(Submission, comments, Approval)\r\n5.	Project Quality Plan(Submission, comments, Approval)\r\n6.	Project Organization Chart(Submission, comments, Approval)\r\n7.	Project Execution Plan(Submission, comments, Approval)\r\n\r\nShould you have any questions, please contact Fahad A. Al Balawi, Senior Project Engineer at Tel No.: 422-4393.\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-052/13', '2013-03-27', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(45, 73, 17, 'SAPMT has reviewed revised Project Quality Plan and has no objection; however, it is your responsibility to comply with Schedule Q for KAUST Perimeter Security Systems.\r\n\r\nShould you have any questions, please contact Fahad A. Al Balawi, Senior Project Engineer at Tel No.: 422-4393.\r\n\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-053/13', '2013-04-01', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(46, 74, 17, 'SAPMT has reviewed the subject submittal and has the following comments:\r\n\r\n1.	Contractor equipment/small machineries like temporary generators shall not be submitted for SAPMT approval.\r\n2.	It is contractor’s responsibility to ensure that correct means and methods are adopted to fulfill the requirements of scope of work and specifications. \r\nShould you have any questions, please contact Fahad A. Al Balawi, Senior Project Engineer at Tel No.: 422-4393.\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-056/13', '2013-04-09', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(47, 75, 17, '\r\nSAPMT has reviewed your submittal CV of Waleed Moustafa Dayeb for Engineering Manager which is rejected for the following reasons:\r\n\r\n1.	Insufficient design related experiences.\r\n2.	All CVs submitted for approval shall include copies of educational certificates and licenses.\r\n3.	\r\nShould you have any questions, please contact Fahad A. Al Balawi, Senior Project Engineer at Tel No.: 422-4393.\r\n\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-059/13', '2013-04-02', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(48, 76, 17, '\r\nReference to submittal No: DS-015, SAPMT has approved Waleed Mohammed Al-Ruhaili as Construction Manger conditionally for six months. SAPMT reserves the right to revoke the conditional approval at any time should his performance be deemed unsatisfactory.\r\n\r\nShould you have any questions, please contact Fahad A. Al Balawi, Senior Project Engineer at Tel No.: 422-4393.\r\n', '', 'Complete', '2013-05-20', 0, 27, 0, 26, 'L-060/13', '2013-03-24', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(49, 77, 17, '\r\nSAPMT has reviewed your subject submittal and has the following comments.\r\n\r\n1.	In major item#1(General items) the list of QA/QC Personnel-Mobilization/Demobilization Plan must be included (refer to ICC Schedule Q -5.12.5)\r\n2.	In major item#1, 2 & 3 (General, Design & Procurement and Construction phase items) the status of nonconformance report issued by Contactor and status of Nonconformance Report Issued by Saudi Aramco should be included. (refer to ICC schedule Q-7.1.1) the list of QA/QC Personnel-Mobilization/Demobilization Plan must be included (refer to ICC Schedule Q -5.12.5)\r\n3.	The pages of the Monthly Quality Management Report must be numbered.\r\n4.	Major items in the table of contents must be written in bold and uppercase letter.\r\n5.	Table of contents must be revised to include all of the above comments.\r\nShould you have any questions, please contact Mr. Fahad A. Al Balawi, Senior Project Engineer at Tel No.: 422-4393\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-064/13', '2013-04-09', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(50, 78, 17, 'SAPMT has reviewed your subject submittal dated 03 April 2013 and has not accepted with the following reason;\r\n\r\n•	SAPMT has no responsibility for the design and construction in an LSTK contract, and ICC is wholly responsible for all aspects of the project, ensuring that project is delivered according to the scope of work, specifications and Aramco Standards.\r\n \r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-065/13', '2013-04-10', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(51, 79, 17, 'SAPMT has reviewed your subject submittal dated 3rd April 2013 and is not accepted with the following reason;\r\n\r\n1.	List all subcontracted work under the main scope with corresponding percentage vs. the entire scope of work.\r\n2.	Identified the relation among subcontractors.\r\n3.	Provide full profiles of main subcontractors.\r\n4.	Identify the reason beyond sub-subcontracting the security portion.\r\n5.	Communication shall be subcontracted under the security portion.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-067/13', '2013-04-10', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(52, 80, 17, '', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-068', '2013-04-09', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(53, 81, 17, 'SAPMT has reviewed your subject submittal dated 13 March 2013 and has the following comments;\r\n\r\n1.	SAPMT has interviewed Harley G. Balance and he is conditionally approved as QC Inspector for two (2) months for the commencement of work.\r\n2.	SAPMT reserves the right to revoke his approval upon unsatisfactory performance. \r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-069/13', '2013-04-09', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(54, 82, 17, 'SAPMT has reviewed Document Distribution Matrix which it must be revised and resubmitted for the following comment;\r\n\r\n•	The status shown in Item No.5 (Under Project Control) – Work Schedule is incorrect. \r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-071/13', '2013-04-10', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(55, 83, 17, '\r\nSAPMT has reviewed your subject submittal dated 31 March 2013 and has accepted with no comments. However, it is contractor’s responsibility to ensure full compliance with Saudi Aramco Standards and Project Specifications.\r\n\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-072/13', '2013-04-10', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(56, 85, 17, 'SAPMT has reviewed your subject submittal dated 03 April 2013 and has not accepted with the following reasons;\r\n\r\n1.	Reword clause 1.5.05 as Saudi Aramco does not obtain a list of approved manufacturers.\r\n2.	Remove or reword 1.5.08.\r\n3.	Clause 1.7 and its sub-clause shall be according to schedule Q, narrating procedures related to MS, PR and IAP.\r\n4.	Reword 1.7.06 as SAPMT requires 3 hard copies only with a CD.\r\n5.	Clause 1.8 and its sub-clauses shall be reworded to include purchase requisitions (PR) and its related procedures.\r\n6.	Clause 2.2.04.1.1 shall mention PR and not MR.\r\n7.	Reword 3.1.02.1 and include periodic procurement meetings.\r\n8.	Include Spare parts, data packages etc. in the procurement plan.\r\n9.	Revise procurement process flow chart appendix 2, to show that SAPMT approved MS and PR only.\r\n10.	The format for MS approval shall be revised to include 9 com #, inspection levels, drawing No’s, specification No’s, Standards Nos., BI Nos. etc.\r\n11.	MTA is not required to be submitted to SAPMT.\r\n12.	All documents shall be submitted using standard DS format.\r\n \r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-073/13', '2013-04-10', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(57, 86, 17, '\r\nSAPMT has reviewed your subject submittal dated 09 April 2013 and has not accepted with the following reasons;\r\n\r\n1.	The name of the submittal shall be “Constructability reviews Plan”\r\n2.	The submittal explains the scope of work and details of previous reviews, but does little to provide plans to conduct constructability reviews at various stages of the project, i.e. design stages, procurements, site execution, etc.\r\n3.	The plan shall mention the importance of constructability reviews with reference to reducing execution costs, completion periods without compromising the objectives, specifications and standards.\r\n \r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-074/13', '2013-04-10', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(58, 87, 17, 'SAPMT has reviewed your subject submittal dated 10 April 2013 and has no objection with the following comment;\r\n\r\n•	ICC shall adhere with the names and skillsets provided during bid evaluation.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-076/13', '2013-04-10', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(59, 89, 17, 'SAPMT has reviewed your subject submittal dated 20 March 2013 and comments are attached in the shape of a table for your responses and incorporation in your revised submittal. \r\n\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-077/13', '2013-04-13', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(60, 90, 17, 'SAPMT has reviewed your subject submittal dated 31 March 2013 and has rejected the candidate based on his performance during the Personal Interview & Written Exam.\r\n\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-078/13', '2013-04-14', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(61, 92, 17, 'As discussed, the following contractual milestones were not achieved as of 27 April 2013.\r\n\r\n \r\n\r\nMilestone Event\r\n\r\nNumber of Consecutive Calendar Days/ Date from the Effective Date of the Contract\r\n\r\nDue date\r\n\r\nDelay as on April 27, 2013\r\n\r\nSite Surveys Completed\r\n\r\n60\r\n\r\n3/26/2013\r\n\r\n-31\r\n\r\nSubmission of Geotechnical Investigation Report\r\n\r\n75\r\n\r\n4/10/2013\r\n\r\n-16\r\n\r\nComplete Environmental Impact Assessment\r\n\r\n75\r\n\r\n4/10/2013\r\n\r\n-16\r\n\r\nSubmission of Project Execution Plan (PEP)\r\n\r\n60\r\n\r\n3/26/2013\r\n\r\n-31\r\n\r\nSubmission of Procurement Plan and Quality\r\n\r\n60\r\n\r\n3/26/2013\r\n\r\n-31\r\n\r\nSubmission of Work Schedule\r\n\r\n60\r\n\r\n3/26/2013\r\n\r\n-31\r\n\r\nApproval of Work Schedule\r\n\r\n90\r\n\r\n4/25/2013\r\n\r\n-1\r\n\r\n \r\n\r\nICC is requested to take necessary steps to recover the delays as soon as possible.\r\n\r\n ', '', 'Pending', '2013-05-15', 0, 25, 0, 25, 'EM15may13', '2013-05-15', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(62, 93, 17, 'SAPMT has reviewed your subject submittal dated April 23, 2013 and is accepted with the following comments;\r\n1.	Subcontracting Plan is a fluid document and many revisions are imminent as work on site progresses. Every time a change is made in the subcontracting resource or in the scope of a subcontract, a revised plan shall be submitted for SAPMT approval.\r\n2.	The percentages given in the Appendix 01 of ICC subcontracting Plan shall relate to the schedule C of the contract, so that the activities and price components divided between the subcontractors and the main contractor can be calculated and displayed mathematically.\r\n3.	Only Aramco approved vendors/ companies shall be proposed as subcontractors, unless the Aramco laid approval processes are initiated for newer companies in advance. Moreover, such proposals/ selections shall not become a basis for delaying the project.\r\n4.	Provide copies of non-commercial agreements between the ICC and subcontractors for Aramco approval, before starting the work.\r\n5.	It is contractor’s responsibility to ensure full compliance with Saudi Aramco standards and specifications.\r\n6.	M/S Ayash Marzouk shall not be proposed as is not Aramco approved todate. \r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-08', 0, 27, 0, 26, 'L-093/13', '2013-05-08', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(70, 101, 17, '', '', 'Complete', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(72, 97, 17, 'SAPMT has reviewed your subject submittal dated April 16, 2013 and has no objection with the following comments;\r\n \r\n1.	The Geotechnical File No is 2013/14\r\n2.	Increase the depth of two PCPT for liquefaction analysis from 10 meters to 30 meters and                                         increase the depth of one adjacent SPT from 10 meters to 30 meters.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-082/13', '2013-04-22', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(73, 98, 17, '\r\nSAPMT has reviewed your subject submittal dated April 22, 2013 and has no objection with the following comments;\r\n \r\n1.	Provide Vendor Identification Number on your submittals containing Aramco approved vendors. The Number for “Riyadh Geotechnique & Foundations LLC is 10025983.\r\n2.	The Geotechnical File No. is 2013/14 and shall be reflected in all future correspondence.\r\n3.	Work shall be done according to the approved scope of work and copies of separate non-commercial subcontracts for Geotechnical Studies and Topographic Surveys between the contractor and subcontractor shall be provided to SAPMT, showing work schedules, manpower and equipment allocated for the subcontract. \r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', '', 'Complete', '2013-05-11', 0, 27, 0, 26, 'L-083/13', '2013-04-22', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(74, 99, 17, 'SAPMT has reviewed your subject submittal dated April 15, 2013 and has no objection with the following comment:\r\n \r\n•	Subcontractors should indicate in their Purchasing Procedure that “the inspectable material (if applicable) purchase requisition shall be reviewed and approved by Saudi Aramco Inspection Representative prior to place the PO” in order to confirm the inspection requirements (Para 7.4.1).\r\n\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-084/13', '2013-04-23', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(75, 109, 17, 'SAPMT has reviewed your subject submittal dated 30 April 2013 and has accepted with no comments. However, it is contractor’s responsibility to ensure full compliance with Saudi Aramco Standards and Project Specification.\r\n\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-085/13', '2013-05-05', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(76, 111, 17, 'SAPMT has reviewed your subject submittal dated 10 April 2013 and has accepted with the following comment:\r\n\r\n•	This approval may revoke for any defiance with Saudi Aramco standard, rules and procedures, during the contractor and its representative’s involvement in the project.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-081/13', '2013-04-20', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(77, 112, 17, '\r\nSAPMT has reviewed your subject submittal dated April 28, 2013 and has no objection; However, it is contractor’s responsibility to ensure full compliance with IFC drawings, Saudi Aramco standards and specification.\r\n\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n\r\n\r\n', '', 'Complete', '2013-05-08', 0, 27, 0, 26, 'L-088/13', '2013-05-06', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(80, 102, 17, '', '', 'Complete', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(81, 103, 17, '', '', 'Complete', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(82, 104, 17, '', '', 'Complete', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(83, 108, 17, '', '', 'Complete', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(84, 114, 17, 'SAPMT has reviewed your subject submittal dated 04 May 2013 and has the following comments;\r\n\r\n1.	Documents submitted to SAPMT shall only be signed by the authorized representative of ICC. \r\n2.	Avoid interchanging the names of SCEC and K & A at various locations. Only officially approved company names shall be used. \r\n3.	Rephrase the remarks without mentioning SAPMT for communication systems, security systems, and marine security. \r\n4.	ICC and the design team shall adhere with the obligations and standards as mentioned in the contract.\r\n\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-098/13', '2013-05-14', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(85, 116, 17, 'SAPMT has reviewed your subject submittal dated May 07, 2013 and has rejected for the following comment:\r\n\r\n•	The proposed location for batch plant is rejected by KAUST and ICC must find another location far away from KAUST.\r\n\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-13', 0, 27, 0, 26, 'L-095/13', '2013-05-08', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(87, 127, 17, '', '', 'Pending', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(88, 115, 17, 'SAPMT has reviewed your subject submittal dated May 4, 2013 and has no objection; However, it is contractor’s responsibility to protect and secure all confidential information as KAUST Security system project is sensitive project.\r\n\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-17', 0, 27, 0, 26, 'L-094/13', '2013-05-08', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(89, 117, 17, 'SAPMT has reviewed your subject submittal dated May 4, 2013 and has no objection; However, it is contractor’s responsibility to ensure full compliance with IFC drawings, Saudi Aramco standards and specification.\r\n\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-17', 0, 27, 0, 26, 'L-092/13', '2013-05-08', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(90, 118, 17, '\r\nSAPMT has reviewed your subject submittal dated April 23, 2013 and is accepted with the following comments;\r\n1.	Subcontracting Plan is a fluid document and many revisions are imminent as work on site progresses. Every time a change is made in the subcontracting resource or in the scope of a subcontract, a revised plan shall be submitted for SAPMT approval.\r\n2.	The percentages given in the Appendix 01 of ICC subcontracting Plan shall relate to the schedule C of the contract, so that the activities and price components divided between the subcontractors and the main contractor can be calculated and displayed mathematically.\r\n3.	Only Aramco approved vendors/ companies shall be proposed as subcontractors, unless the Aramco laid approval processes are initiated for newer companies in advance. Moreover, such proposals/ selections shall not become a basis for delaying the project.\r\n4.	Provide copies of non-commercial agreements between the ICC and subcontractors for Aramco approval, before starting the work.\r\n5.	It is contractor’s responsibility to ensure full compliance with Saudi Aramco standards and specifications.\r\n6.	M/S Ayash Marzouk shall not be proposed as is not Aramco approved todate. \r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-20', 0, 27, 0, 26, 'L-093/13', '2013-05-08', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(91, 119, 17, 'SAPMT has reviewed your subject submittal dated 30 April 2013 and approved with the following comments;\r\n\r\n1. Provide five drawer cabinets for senior-office.\r\n2. Provide coat hanger for all offices with code number OF8291.\r\n3. Provide two level book shelves for two-person office.\r\n4. Provide four-level book shelf with code number OF8441.\r\n5. Provide Desk for one-person office with code number OF8687.\r\n6. Provide Desk/Table for one-person and two-person offices with code number OF8680.\r\n7. Provide Desk set for secretary with code number OF8130.\r\n8. Provide Speaking table with code number OF8288\r\n9. Provide Round table with code number OF8474\r\n10. Provide Conference table with code number OF8263\r\n11. Provide Tea table with code number OF8069\r\n12. Provide Chair for one-person office with code number OF8120 and OF8122\r\n13. Provide Cabinet for one-person office with code number OF8696\r\n14. Provide Wooden Module (CREDENZA) with code number OF8699\r\n15. Provide Four Drawer lockable metal file cabinets with code number OF8724\r\n16. Provide Chairs for round table with code number OF8767.\r\n17. Ensure that the colors of the furniture’s will have a good eye appearance.\r\n\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-17', 0, 27, 0, 26, 'L-087/13', '2013-05-08', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(92, 120, 17, 'SAPMT has reviewed your subject submittal dated 30 April 2013 and has no objection with the following comments;\r\n\r\n1.	Since the educational background of the proposed CV is not an Engineering degree, the approval can be based on his performance for next 3 Months.\r\n2.	Also his availability on the project shall be ensured by Permanent and Fulltime basis.\r\n \r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-18', 0, 27, 0, 26, 'L-090/13', '2013-05-07', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(93, 121, 17, 'SAPMT has reviewed your subject submittal dated 30 April 2013 and rejected with the following comments;\r\n \r\n1.	The submitted schedule is not a Resource loaded schedule. It is mandatory to submit the resource loaded schedule by contractor.\r\n2.	The submitted schedule consists the date constrained for 23 activities out of 629 which is not at all acceptable. It will restrict the flow of activities with respect to the relationship and it will not derive the realistic completion date.\r\n3.	The schedule shows 20 activities without the assignment of Predecessors. It is allowed to have only one activity (Contract award date-MS-1000) without predecessor. So more than one activity without predecessor is technically not acceptable and it will lead to multiple open loops which cause unrealistic critical path of the project.\r\n4.	Similarly there are 138 activities found without the assignment of Successors. It is allowed to have only one activity (Schedule Completion date-MS-1200) without successor. So more than one activity without successor is technically not acceptable and it will lead to multiple open loops which cause unrealistic critical path of the project.\r\n5.	The critical path which is existing in the submitted schedule is unrealistic.\r\na.	For Example: Contract Award date & Complete demobilization is shown in critical path.\r\nb.	However, it can be resolved once all the open loops are closed.\r\n6.	Codification on Activity ID’s are completely established. Also, Activity description shall be self-explanatory (Do not use as title, Example: Revision, Approval, Water Pumps, Sonar System, Visitor Center, etc.,).\r\n7.	Pre commissioning activities are further elaborated by each system.\r\n8.	It is contractor responsibility to ensure the complete scope of the project is covered in the work schedule. So, review the list of activities along with the procurement and construction team and ensure that the complete scope of the project is covered.\r\n9.	The submitted Level I Weightage is agreeable. However it can be approved after the verification of manpower loading in the schedule.\r\n10.	The contractor is advised to put their thought process and prioritize to re submit the realistic Schedule at the earliest.  \r\n11.	Also, the contractor has to submit the following supportive documents as minimum along with the Project work schedule.\r\n•	Table of Contents\r\n•	Executive summary\r\n•	Project Control procedure\r\n•	Work Breakdown Structure with agreed Weight Factor (WBS)\r\n•	P6 Schedule & Critical Path Analysis (Schedule Hard copy should have Activity ID, Activity Description, Original Duration, Start, Finish, Late Start, Late Finish & Total Float)\r\n•	Level-I & II Progress Table\r\n•	Progress Measurement System (PMS) - It consists of Activity, Approved wtg, Plan Start, Plan finish, % Plan, % Achieved, Wtg Plan, Wtg Achieved.\r\n•	Procurement Plan\r\n•	Engineering & Document Register\r\n•	S-curves (Per Phase)\r\n•	Manpower Histograms and tabular loading chart (Broken down by Phases / Disciplines)\r\n•	Equipment  loading chart-tabular \r\n•	Calculations & Assumptions\r\n\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-18', 0, 27, 0, 26, 'L-091/13', '2013-05-07', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(94, 122, 17, 'SAPMT has reviewed your subject submittal dated 04 May 2013 and has the following comments;\r\n1.	The internal Non-conformance Report (INCR) shall include and/or be in conjunction with the following elements:\r\na.	The follow of events in the contractor INCR must correspond with the flowchart of SAEP-381. (Appendix B – Internal contractor non-conformance report)\r\nb.	Approved references, Aramco Standards and/or International standards must be included in the INCR description.\r\nc.	Root cause analysis should be provided. (To be approved by Const. Manager and Site Engineer)\r\nd.	Proposed corrective action. (To be approved by Const. Manager,  Site Engineer and with SAPMT Concurrence)\r\ne.	Proposed preventive action to avoid recurrence. (To be approved by Const. Manager and Site Engineer)\r\nf.	Agreed Completion date must be decided by contractor and SAPMT.\r\ng.	INCR must be approved by QA/QC Manager, SAPMT and ID.\r\nh.	Corrective action shall be verified (both by Contractor and ID) through Inspection.\r\ni.	INCR must be closed by Construction Project Team, be concurred by QA/QC manager and Saudi Aramco ID.\r\n2.	For the RFI (Request for Inspection) format.\r\na)	Latest revision of Saudi Aramco RFI form shall be used, without any modification.\r\nb)	Please be reminded that during the Request for Inspection (RFI) documents such as SAITP, SAIC, SA standard drawings, IFC drawings and other applicable references shall be attached with the RFI cover page. \r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-18', 0, 27, 0, 26, 'L-089/13', '2013-05-06', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(95, 123, 17, '\r\nSAPMT has reviewed the subject submittal which it must be revised and resubmitted with the following comments;\r\n•	"Material submittal" should be issued by the contractor and reviewed by SAPMT whether it’s inspectable or non-inspectable.\r\n•	" Requisition package" should be issued only when the material is inspectable (level 0        and above).\r\n \r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-18', 0, 27, 0, 26, 'L-096/13', '2013-05-11', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(96, 124, 17, '\r\nSAPMT has reviewed your subject submittal dated 04 May 2013 and has the following comments;\r\n\r\n1.	SAPMT has interviewed Mr. Shaikh Abdul Hameed and he is conditionally approved as QC Inspector for three (3) months for the commencement of work.\r\n2.	SAPMT reserves the right to revoke his approval upon unsatisfactory performance. \r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-18', 0, 27, 0, 26, 'L-097/13', '2013-05-12', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(97, 125, 17, '', '', 'Complete', '2013-05-20', 0, 25, 0, 27, 'No Reply Needed', '0000-00-00', 0, '', '', '', 'Design MOM', '');
INSERT INTO `submittal` VALUES(98, 128, 17, 'SAPMT has reviewed your subject submittal dated May 12, 2013 and has no objection. However; it is contractor’s responsibility to ensure full compliance with project contract schedule B, Saudi Aramco Standard and specification.\r\n \r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', '', 'Complete', '2013-05-22', 0, 27, 0, 26, 'L-105/13', '2013-05-22', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(99, 129, 17, '\r\nSAPMT has reviewed your subject submittal dated May 12, 2013 and has the following comments;\r\n\r\n1.	Your waste management plan does not refer fully to Saudi Aramco Waste Management requirements and must be revised accordingly.  \r\n2.	In addition comply to KAUST Waste Management requirements. \r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', '', 'Complete', '2013-05-29', 0, 27, 0, 26, 'L-114/13', '2013-05-28', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(100, 130, 17, '(Assigned by Mark)\r\n\r\nSAPMT has reviewed your subject submittal dated May 12, 2013 and has no objection with the following comments;\r\n1.	Vessel Barrier\r\n•	Shall pass the factory acceptance test.\r\n•	Provide shop drawing for the detail installation.\r\n•	Shall comply with the issued for construction drawing and project construction specifications.\r\n2.	LRDAS (Radar + Thermal Camera)\r\n•	Shall pass the factory acceptance test.\r\n•	Provide shop drawing for the detail installation.\r\n•	Shall comply with the issued for construction drawing and project construction specifications.\r\n3.	SONAR\r\n•	Shall pass the factory acceptance test.\r\n•	Provide shop drawing for the detail installation.\r\n•	Shall comply with the issued for construction drawing and project construction specifications.\r\n4.	Vehicle X-ray machine portal\r\n•	Shall be non-hazardous type\r\n•	Shall pass the factory acceptance test.\r\n•	Provide shop drawing for the detail installation.\r\n•	Shall comply with the issued for construction drawing and project construction specifications.\r\n5.	Baggage X-ray Machine\r\n•	Shall comply with the issued for construction drawing and project construction specifications.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', '', 'Complete', '2013-05-22', 0, 27, 0, 26, 'L-0103/13', '2013-05-21', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(101, 131, 17, 'SAPMT has reviewed your subject submittal dated May 12, 2013 and has the following comments.\r\n\r\n1)	Security Access Control System (SACS) – Correct & Re-submit\r\n•	Submit SACS submittal in a separate Material Submittal (MS).\r\n•	Servers for storage and Snapshot cameras must be included in SACS submittal.\r\n•	Video Server, and related Bar Lock Processor accessories, Card reader enclosures must be included in the SACS submittal.\r\n•	Used proposed proximity reader stand in drawing HID-2000 3d for entry and exit lanes\r\n•	Ensure that the system requirements and deliverables will meet construction document PE-000071.\r\n•	Ensure that the proposed software is matching with the existing SACS software used in KAUST.\r\n•	Shall comply with the issued for construction drawing and Saudi Aramco Standards SAES 0-205.\r\n2)	Full length Turnstile - Correct & Re-submit\r\n•	Submit Turnstile submittal in a separate Material Submittal (MS).\r\n•	Ensure that the proposed turnstile is the same with the existing.\r\n•	Shall comply with the issued for construction drawing and project construction specifications.\r\n3)	Operator Console - Correct & Re-submit\r\n•	Submit Operator Console submittal in a separate Material Submittal (MS).\r\n•	Ensure that the number of servers to be installed inside the console cabinet can accommodate all servers.\r\n•	Ensure that the power outlet will match with the servers and computer plugs without using adapters.\r\n•	Shall comply with the issued for construction drawing and project construction specifications.\r\n4)	Video wall screens (LCD)- Correct & Re-submit\r\n•	Submit Video wall with model SAMSUNG UD55C in a separate Material Submittal (MS).\r\n•	Ensure that the video wall has a ultra-narrow bezels.\r\n•	Shall comply with the issued for construction drawing and project construction specifications.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', '', 'Complete', '2013-05-29', 0, 27, 0, 26, 'L-109/13', '2013-05-29', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(102, 132, 17, 'SAPMT has reviewed your subject submittal dated May 12, 2013 and has the following comments.\r\nThe Boat Automatic Identification System shall meet below minimum features.\r\n1.    Calculates Closest Point of Approach (CPA) and Time to Closest Point of Approach TCPA\r\n2.    Graphically displays vessels in Collision Danger in Bold\r\n3.    User option to perform Dead Reckoning of AIS vessels between AIS updates\r\n4.    Uses vessel Rate of Turn to plot curved course prediction path\r\n5.    Vessels drawn to scale\r\n6.    Vessel Name\r\n7.    AIS Class: - A or B\r\n8.    MMSI #\r\n9.    Vessel Type  \r\n10.  Range to Vessel   \r\n11.  Speed of Vessel\r\n12.  Bearing to Vessel\r\n13.  Heading of Vessel\r\n14.  The current Course Over Ground\r\n15.  Rate of Turn of Vessel\r\n16.  Call Sign\r\n17.  The length of the vessel in meters\r\n18.  The width of the vessel in meters\r\n19.  The draught of the vessel in meters\r\n20.  The destination of the vessel\r\n21.  International Maritime Organization Number of the vessel\r\n22.  The Estimated Time of Arrival of the AIS vessel\r\n23.  The navigational status of the vessel\r\n24.  Filter out Class B\r\n25.  Dead Reckoning\r\n26.  Vessel Colors\r\n•	Collision Danger = Red with bold outline (TCPA <= 30 minutes, CPA <= 1/2 mile)\r\n•	Underway = Green (speed > 1 Knot, AIS update received during past 5 minutes)\r\n•	Stationary = Yellow (speed < 1 Knot, AIS update received during past 5 minutes)\r\n•	Lost signal = Orange with cross through it (AIS update not received during past 5 minutes)\r\n27.  Shall comply with the issued for construction drawing and project construction specifications.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', '', 'Complete', '2013-05-28', 0, 27, 0, 26, 'L-110/13', '2013-05-26', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(103, 133, 17, '\r\nSAPMT has reviewed your subject submittal dated 12 May 2013 and approved with the following comments;\r\n \r\n1.	External Wall Section is approved.\r\n2.	Used sample # 8703 for the office carpet.\r\n3.	Used sample # 4251-270 for bathroom floor vinyl tile.\r\n4.	Used sample # 641-Parchment for corridor acoustic tile.\r\n5.	Ceiling acoustic tile is approved.\r\n6.	Electrical socket is approved.\r\n7.	Used sample # 02 for the complete door ( for office door only)\r\n8.	Used sample # 1064 light beige paint.\r\n9.	Mosque Wall section is approved.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', '', 'Complete', '2013-05-21', 0, 27, 0, 26, 'L-101/13', '2013-05-20', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(104, 134, 17, 'SAPMT has reviewed your subject submittal dated May 11, 2013 and has the following comments.\r\n1.	Drop arm barrier: Correct & Resubmit\r\n•	Submit Drop arm barrier and crash barrier submittal in a separate Material Submittal (MS).\r\n•	Ensure that the length of the drop arm must be suitable with the lane width.\r\n•	Provide reader post which is capable for two proximity sensor. (one for car level, one for truck level)\r\n•	Shall comply with the issued for construction drawing and project construction specifications.\r\n2.	Crash Barrier shall meet below minimum requirements: Correct & Resubmit\r\n•	Crash Rating shall be DOS K12-L3, 15,000 Lbs. at 50 Mph.\r\n•	Up position height of the vehicle crash barrier shall not be less than 33 inch.\r\n•	Crash Barricades shall be self-contained with its Hydraulic Power Unit (HPU).\r\n•	No hydraulic houses shall be laid underground.\r\n•	Shall not have more than one buttress.\r\n•	Each vehicle crash barrier shall be fitted with a minimum of two (2) proximity limit switches NO/NC contacts.\r\n•	Emergency Up (E-UP) operation that overrides all input sensors and input keys. E-UP shall be only overridden by inserting a KEY at the control panel.\r\n•	E-UP Rising time shall be less than 1.5 sec. Regular rising time shall be from 3 to 5 sec.\r\n•	Barrier shall be made from hot dip galvanized, High-quality steel construction.\r\n•	Low oil level alarm contact indicator.\r\n•	Manually operated using special tool in case of HPU failure.\r\n•	Shall be integrated with drop-arm gate. i.e. in case that the drop-arm gates breaks pushed forcefully, the vehicle crash barriers shall operate and be raised to prevent any access.\r\n•	Master control panel for each vehicle crash barrier to control the barrier\r\n•	Master control panel shall have an E-UP push button that will raise all vehicle crash barriers at the gate.\r\n•	Master control panel shall contain light indication of vehicle crash barrier status.\r\n•	Master Control Panel Reset Key should be different from the power key\r\n•	Shall operate with two (2) safety loop sensors.\r\n•	Low oil level fluid indicator on reservoir.\r\n•	Shall comply with the issued for construction drawing and project construction specifications.\r\n3.	Under Vehicle Inspection System (UVIS): Correct & Resubmit\r\n•	Submit UVIS submittal in a separate Material Submittal (MS).\r\n•	Shall pass the factory and site acceptance test.\r\n•	Ensure that water will not protrude in the embedded cameras.\r\n•	Provide shop drawing for the detail installation.\r\n•	Shall comply with the issued for construction drawing and project construction specifications.\r\n4.	License Plate recognition: Correct & Resubmit\r\n•	Submit LPRS submittal in a separate Material Submittal (MS).\r\n•	Shall pass the factory and site acceptance test.\r\n•	Provide shop drawing for the detail installation.\r\n•	Shall comply with the issued for construction drawing and project construction specifications.\r\n Should you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', '', 'Complete', '2013-05-28', 0, 27, 0, 26, 'L-111/13', '2013-05-26', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(105, 135, 17, 'SAPMT has reviewed your subject submittal dated May 11, 2013 and has the following comments.\r\n1.	CCTV – Correct and Re-submit\r\na)	Submit in a separate Material Submittal (MS) the SACS and Parking CCTV cameras.\r\nb)	Specify the proposed model for Fixed and PTZ cameras in the technical data sheets.\r\nc)	Ensure that the camera voltage rating is compatible with the source voltage.\r\nd)	Ensure that the system requirements and deliverables will meet Functional Specification Document (FSD) PE-000072..\r\ne)	Shall comply with the issued for construction drawings and Saudi Aramco Standards SAES T-555\r\n2.	Video Management Software – Correct and Re-submit\r\na)	Include the technical specification and related hardware’s and software’s for Alarm Management System\r\nb)	Ensure that the system requirements and deliverables will meet Functional Specification Document (FSD) PE-000072.\r\nc)	Shall comply with the issued for construction drawings and Saudi Aramco Standards\r\n3.	Microwave Intrusion Detection System (MIDS)- Approved as Noted\r\na)	Used the proposed CIAS for the IDAS MIDS.\r\nb)	Ensure that the system requirements and deliverables will meet Functional Specification Document (FSD) PE-000072.\r\nc)	Shall comply with the issued for construction drawing and Saudi Aramco Standards\r\n4.	Led lights- Correct and Re-submit\r\na)	Provide the illumination levels for AXIS T90A illuminators and Raymax 100.\r\nb)	Clarify if the LED lights will replace all lighting pole with HPS lighting bulbs.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', '', 'Complete', '2013-05-28', 0, 27, 0, 26, 'L-108/13', '2013-05-26', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(106, 136, 17, 'SAPMT has reviewed the subject submittal which it must be revised and resubmitted with the following comments;\r\n•	In page 22 of 25 (8.2.2–Internal Audit) please note that the frequency of Internal Audit shall as per (Schedule Q-7.3.2), as a minimum, full quality system audits shall be carried out at fifteen percent (15%) and sixty percent (60%) of completion stage for the Design, Procurement and Construction Work Phases. CONTRACTOR’s audits may be rescheduled only with the concurrence of the Company Representative.\r\n•	Provide Approval Sheet.\r\n•	Provide Revision History Sheet.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-28', 0, 27, 0, 26, 'L-104/13', '2013-05-22', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(108, 140, 17, '\r\nSAPMT has reviewed your subject submittal dated May 18, 2013 and has no objection. However; it is contractor’s responsibility to ensure full compliance with project contract schedules G&Q, Saudi Aramco Standard and specification.\r\n \r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', '', 'Complete', '2013-05-28', 0, 27, 0, 26, 'L-112/13', '2013-05-27', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(109, 143, 17, '', '', 'Complete', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(110, 149, 17, 'SAPMT has reviewed your subject submittal dated 21 May 2013 and has the following comments;\r\n\r\n1.	Man-hours for ditch construction at each zone is 173,400 which is illogical. Recalculate or redistribute according to the known length of the ditch in each zone. \r\n2.	Commencement of construction at Zone-A (KAM Access road – KAM site) is delayed by providing 43days of lag which is pushing this activity commencement to Sep 16, 2013. Such an unjustified leads/lags on priority activities shall be relooked and removed from the schedule.\r\n3.	Total float for the construction activities shall be maintained not exceeding 2 calendar months. \r\n4.	Pre commissioning activities has to be elaborated further for each system. \r\n5.	Document control register, Manpower & Equipment loading tabular chart is missing in the submittal. \r\n6.	The submitted Level I progress format shall display Engineering, Procurement, Construction, Commissioning and Overall Project progress % details separately. \r\n7.	Do not combine Engineering & Procurement in Level II progress format. \r\n8.	The submitted Project control Procedure shall be elaborated further by incorporating your method of Project control, Parameters involving Project Control, Frequency of Project Monitoring, etc.\r\n9.	Contractor has to provide an Invoicing methodology along with price breakdown prior to approval of Project Execution Plan to bring the uniformity with weightages.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-28', 0, 27, 0, 26, 'L-106/13', '2013-05-22', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(111, 152, 17, '', '', 'Pending', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(112, 145, 17, 'SAPMT has reviewed your subject submittal dated April 09, 2013 and has the following comments;\r\n \r\n1.	Provide actual schedule with regards to various site activities such as site establishment, training and orientation to newly hire employees to ensure readiness at site.\r\n2.	Include procurement schedule for safety management staff.\r\n3.	Emergency preparedness, response personnel and facilities should be addressed and implemented.\r\n4.	Roles and responsibilities should be clearly identified for all disciplines including operators, riggers, tradesmen and safety officers.\r\n5.	Any incidents and damage to property shall be reported immediately to SAPMT.\r\n6.	Reporting an incident/accident shall be in Saudi Aramco format.\r\n7.	Ensure that all procedures will comply with Saudi Aramco standard requirements and construction safety manual.\r\n Should you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', '', 'Complete', '2013-05-29', 0, 27, 0, 26, 'L-113/13', '2013-05-28', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(113, 146, 17, 'SAPMT has reviewed your subject submittal dated 28 April 2013 and has the following comments;\r\n1.	Plan is not comprehensive enough and doesn’t cover activities inside KAUST parameter.\r\n2.	The number of risks identified is insufficient as it does not represent the entire scope.\r\n3.	Control measures are not adequate and do not address matters to the Saudi Aramco standard.\r\n4.	Please ensure that the Hazard identification plan complies with all Saudi Aramco standards.\r\n Should you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-06-05', 0, 27, 0, 26, 'L-120/13', '2013-06-04', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(116, 148, 17, 'ONLY FOR INFORMATION', '', 'Complete', '2013-05-22', 0, -1, 0, -1, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(117, 153, 17, 'SAPMT has reviewed your subject submittal dated May 4, 2013 and has no objection. However; it is contractor’s responsibility to ensure full compliance with IFC drawings, Saudi Aramco standards and specification.\r\n \r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', '', 'Complete', '2013-05-22', 0, 27, 0, 26, 'L-086/13', '2013-05-21', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(118, 154, 17, 'SAPMT has reviewed your subject submittal dated 18 May 2013 and rejected with the following comments;\r\n1.	Dated Schedule of planned Constructability reviews is not provided.\r\n2.	Stages at which constructability reviews shall take place are not sufficient, e.g. Post development, pre-construction, mid-constriction and post construction, pre-procurement, post procurement etc. shall be included. \r\n3.	Constructability reviews are a cross-check of construction documents for accuracy, completeness, and systems coordination issues and to find inconsistencies between plans and specifications. These reviews shall also highlight limitations of access for work to be conducted.\r\n4.	Compatibility of materials, List of foreseen complexities envisaged during construction, Necessary Coordination of selective trades, Sequencing and project scheduling etc shall be checked.\r\n5.	Team members/ experts for constructability reviews shall be mentioned. \r\n6.	How and when the construction teams be reviewed for maximum efficiency and monitored with respect to the schedule requirements.\r\n7.	There is no need to rewrite the project specifications and a one small paragraph shall be sufficient to describe the nature of the project. \r\n8.	Plans provided with submittal are irrelevant as no constructability issues if any are explained. \r\n9.	How and when traffic shall be managed during construction. \r\n10.	How and when security issues be reviewed and handled during construction.\r\n11.	What safety related problems are envisaged and how and when shall they be reviewed/ handled.\r\n12.	How existing underground utilities shall be taken care of and what might become an obstacle and how and when will it be resolved. \r\n13.	How are the project phased and how the manpower and equipment will be allocated/ divided/ managed?\r\n14.	Older reviews shall be used as an appendix and not a part of the original document. \r\n15.	The document is organized with unnecessary and irrelevant appendices as well as attachments and pictures with no connection with the paras in the document or captions.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-05-29', 0, 27, 0, 26, 'L-107/13', '2013-05-29', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(133, 29, 17, 'SAPMT has reviewed your subject submittal and has the following comments:\r\n\r\n1.	Information protection or security is the practice of defending electronic or physical information from unauthorized access, use, disclosure, disruption, modification, perusal, inspection, recording or destruction.  The submitted documents shall be revised to show in-house systems within ICC that shall ensure information security, authenticity and integrity.\r\n2.	Software or hardware or mechanical systems used to protect data shall be highlighted.\r\n3.	Methods of limiting Computer Access to sensitive project data on ICC computers and file servers, etc; shall be provided.\r\n4.	Data protection in case of natural disasters shall be included.\r\n5.	Information protection shall also provide methods employed to ensure correctness of data, revision controls, archiving systems and security of document control systems.\r\n6.	KAUST Security system is a sensitive project and all data, drawings and specifications shall be kept secure and confidential.\r\n\r\nShould you have any questions, please contact Mr. Fahad A. Al Balawi, Senior Project Engineer at Tel No.: 422-4393.\r\n', '', 'Complete', '2013-05-31', 0, 27, 0, 26, 'L-039/13', '2013-02-26', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(134, 163, 17, 'SAPMT has reviewed your subject submittal dated 01 June 2013 and rejected with the following comments;\r\n\r\n1.	The candidate does not have sufficient and relevant engineering design experience or the qualification levels to manage a project of diverse nature such as the KAUST Perimeter Security System.\r\n2.	ICC shall adhere with the positions/ nominations made during the bid submission.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-06-03', 0, 27, 0, 26, 'L-118/13', '2013-06-02', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(135, 176, 17, 'In view of the agreed and attached Scope of Work for the subject Change Order Request No.1, please submit your proposal as per attached agreed upon quantities by Wednesday June 26, 2103, 11:00 AM.  It is your responsibility to ensure that all the applicable quantities and units included in the Pricing Attachment are correct.\r\n\r\nThe proposal shall be submitted in a sealed envelope, clearly marked with contract number, change order number and deposited at the following location:\r\n\r\nSaudi Aramco Project Management Team Site Office\r\nRoom No. 072, Building 100, KAUST, THUWAL\r\n\r\nAll cost and expenses incurred by you in preparing your quotation, shall be borne solely by you.  Actual award of the work is contingent upon execution of a formal Purchase Order by both parties and the work shall not commence before the Purchase order has been issued.\r\n\r\nPlease confirm receipt of this letter by a return fax # 02-422-4178.\r\n\r\nShould you have any questions, please contact Fahad A. Al Balawi, Senior Project Engineer at Tel No.: 422-4393.\r\n', '', 'Complete', '2013-06-23', 0, 27, 0, 26, 'L-125/13', '2013-06-15', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(136, 170, 17, 'SAPMT has reviewed your subject submittal dated June 15, 2013 and has accepted with the following comments;\r\n1.	Project execution plan is a fluid document which comprises of other detailed plans like the procurement plan, activity schedule, payment plan, constructability review plan, invoicing methodology and others as required, all of which on needs basis shall be approved by SAPMT separately to ensure smooth execution of the project. The Project Execution Plan shall mention all revisions made to the constituent plans. \r\n2.	Improve the submission of the Execution plan as an updated neatly bound box folder, and resubmit every time a major revision is made to the constituent plans or when the schedule is revised/ updated. The execution plan shall work as a working document for the project, throughout the lifecycle of the project. \r\n3.	While the Project baseline activity schedule is approved the following shall be incorporated in the next revision. \r\na.	Correct the project title for the 2 week look ahead. \r\nb.	Project completion date is 700 days, but some milestones are exceeding to 701 days. \r\nc.	Adhere to the project completion date of December 27, 2014 \r\nd.	Provides titles of S-curve \r\ne.	Equipment loading chart shall be revised with more fleets. \r\nf.	Provide the approved baseline schedule in the shape of XER, PDF and XLS on a CD for archiving along with two copies of A4 size printouts. \r\n4.	Resubmit the procurement schedule as a separate document according to the agreed format detailing all major items, submission dates, approval dates, PO dates, delivery dates, installation dates, in line with the approved project activity schedule. A meeting can be arranged for your guidance. \r\n5.	In the baseline schedule, submission or approval of layout drawings shall not be considered as a part of procurement or material submittal and shall be mentioned under construction of design phases.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', '', 'Complete', '2013-07-04', 0, 27, 0, 26, 'L-132/13', '2013-06-26', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(137, 158, 17, 'SAPMT has reviewed your subject submittal dated 27 May 2013 and rejected with the following comments;\r\n\r\n1.	The candidate does not hold relevant required qualifications.\r\n2.	ICC shall adhere with the positions/ nominations made during the bid submission.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-06-29', 0, 27, 0, 26, 'L-119/13', '2013-06-02', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(138, 157, 17, 'SAPMT has reviewed your subject submittal dated 22 May 2013 and has rejected based on his performance during the Personal Interview & Written Exam. \r\n\r\nShould you have any questions, please contact Fahad A. Al Balawi, Senior Project Engineer at Tel No.: 422-4393.\r\n', '', 'Complete', '2013-06-29', 0, 27, 0, 26, 'L-124/13', '2013-06-11', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(139, 159, 17, 'SAPMT has reviewed your subject submittal dated 27 May 2013 and has the following comments;\r\na)	Submit RFI form without modification.\r\nb)	Include in NCR form the discipline category.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-06-29', 0, 27, 0, 26, 'L-117/13', '2013-06-02', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(140, 160, 17, '', '', 'Pending', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(141, 161, 17, 'SAPMT has reviewed your subject submittal dated 28 May 2013 and rejected with the following comments;\r\n1.	Based on ICC Bid technical submittal under subcontracting section Electro-Mechanical work was not proposed to be subcontracted.\r\n2.	Electro-Mechanical work shall not be subcontracted since this type of work is one of the core business of ICC.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-06-29', 0, 27, 0, 26, 'L-115/13', '2013-05-29', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(143, 166, 17, 'SAPMT has reviewed your subject submittal dated 04 June 2013 and has the following comments;\r\n1.	For RFI form - No Comment.\r\n2.	For INCR form - Following Comments;\r\na.	Change Document Name with Contractor Internal Non-Conformance Report.\r\nb.	Delete Issued to & Date, Replace with the Discipline Category – Civil, Mechanical, HVAC/Plumbing, Electrical, Telecommunication.\r\nc.	Change Remarks with NOTES: Control of Non-Conformance\r\n•	Paragraph 1 - Remain at is.\r\n•	After 48 hours of INCR issuance, Saudi Aramco Project Inspection shall be notified of the proposed corrective action to be taken.\r\n•	Contractor shall investigate the root cause of Non-Conformities and initiate corrective actions within 7 days from date of issuance to prevent re-currence.\r\n•	Corrective action shall be verified by ICC QC Supervisor, noted by QC Manage before submission to Saudi Aramco Project Inspection for verification and acceptance prior to closure. \r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-06-29', 0, 27, 0, 26, 'L-126/13', '2013-06-17', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(144, 164, 17, '', '', 'Pending', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(145, 165, 17, '', '', 'Pending', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(146, 167, 17, 'SAPMT has reviewed your subject submittal dated June 06, 2013 and has no objection. However, it is your responsibility to comply with Schedule “Q”, Saudi Aramco Standards and Project specifications. \r\n\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-07-04', 0, 27, 0, 26, 'l-138/13', '2013-07-04', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(147, 168, 17, 'SAPMT has reviewed your subject submittal dated June 03, 2013 and has no objection with the following comments;\r\n•	The Candidate is accepted and given a conditionally approval for 2 months which commence on the start of the construction period and subject for re-evaluation based on Schedule Q and Saudi Aramco Standards upon completion of his probationary trial period.\r\n•	SAPMT retains the rights to revoke his approval based on his unsatisfactory performance and evaluation.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', '', 'Complete', '2013-07-03', 0, 27, 0, 26, 'L-131/13', '2013-06-26', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(148, 169, 17, '\r\nSAPMT has reviewed your subject submittal dated June 08, 2013 and has no objection with the following comments;\r\n•	Previously Aramco comments of Document revisions 0, 1 & 2 are all incorporated in PQP-Rev 03\r\n•	Contractor shall adhere and strictly follow the approved PQP and Project Schedule Q during the Procurement, Construction and Pre-commissioning stages of the Project.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-06-29', 0, 27, 0, 26, 'L-127/13', '2013-06-17', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(149, 171, 17, 'SAPMT has reviewed your subject submittal dated June 12, 2013 and has no objection with the following comments;\r\n•	The Candidate is rejected as a QC Civil Supervisor. He is accepted as a QC Civil Inspector and given a conditionally approval for 1 month which commence on the start of the construction period and subject for re-evaluation based on Schedule Q and Saudi Aramco Standards upon completion of his probationary trial period.\r\n•	SAPMT retains the rights to revoke his approval based on his unsatisfactory performance and evaluation.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', '', 'Complete', '2013-07-03', 0, 27, 0, 26, 'L-129/13', '2013-06-25', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(150, 172, 17, 'SAPMT has reviewed your subject submittal dated June 17, 2013 and has no objection with the following comment:\r\n•	SAPMT retains the rights to revoke his approval based on his unsatisfactory performance and evaluation.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', '', 'Complete', '2013-07-03', 0, 27, 0, 26, 'L-130/13', '2013-06-26', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(152, 174, 17, 'SAPMT has reviewed your revised subject submittal dated June 20, 2013 and has no objection; However, it is contractor’s responsibility to protect and secure all confidential information as KAUST Security system project is sensitive project.\r\n\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-07-04', 0, 27, 0, 26, 'L-134/13', '2013-07-01', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(153, 175, 17, 'SAPMT has reviewed your subject submittal dated 20 June 2013 and has the following comments;\r\n\r\n1.	RGF is a permanently Saudi Aramco Approved Civil Testing Laboratory Agency with Vendor # 10025983\r\n2.	Contractor shall provide and submit the following documents for review and verification:\r\n•	Updated Organizational Chart for Yanbu Branch.\r\n•	Updated list of Laboratory equipment/ apparatus (Soil, Concrete, Asphalt concrete).\r\n•	Latest Calibration Report of equipment/ apparatus from other Calibration Testing Agency or from RGF Al Khobar Branch.\r\n•	List of Saudi Aramco approved Laboratory and Field Technicians to be utilized in the Project.\r\n•	Clear Xerox copy (back to back) of valid Civil Testing Technician Approval (CTTA) Card.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-07-04', 0, 27, 0, 26, 'L-136/13', '2013-07-02', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(154, 180, 17, 'Please find enclosed Two (2) hard copy sets and Two (2) CD’s of 50% Detailed Design of KAUST Perimeter Security systems for your review and comments. Please provide your comments on or before Thursday, July 17, 2013.\r\n\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n \r\n', '', 'Complete', '2013-07-03', 0, 27, 0, 26, 'L-133/13', '2013-06-30', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(155, 177, 17, '\r\nThe drawings and calculations for 50% of the design work shall be reviewed by SAPMT in due course of time and comments shall be provided for your incorporation. Meanwhile provide printouts of the scope of work to establish the basis of the design work done.\r\n\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-07-04', 0, 27, 0, 26, 'L-135/13', '2013-07-01', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(157, 179, 17, 'SAMPT has reviewed your subject submittal dated May 6, 2013 and has the following comment:\r\n\r\n•	Some of the proposed Saudization shown in the manpower histogram (Attachment # 2) does not meet the minimum requirement of 22% Saudization level. The number of Saudi employees in the month of February, April, May, October, November, December 2013 and September to October 2014, need to be increased in order to meet the required level of Saudization.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-07-04', 0, 27, 0, 26, 'L-122/13', '2013-06-04', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(158, 181, 17, '', '', 'Pending', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(159, 182, 17, '\r\nSAPMT has reviewed your subject submittal dated June 30, 2013 and has approved for the position of Head of MEP Department.\r\n\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', '', 'Complete', '2013-07-04', 0, 27, 0, 26, 'L-137', '2013-07-02', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(160, 183, 17, '', '', 'Pending', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(161, 184, 17, '', '', 'Complete', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(162, 185, 17, '', '', 'Complete', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(163, 186, 17, '', '', 'Complete', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(164, 187, 17, '', '', 'Complete', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(167, 188, 43, '', '', 'Complete', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(168, 189, 43, '', '', 'Complete', '2013-07-15', 0, -1, 0, -1, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(169, 190, 43, '', '', 'Complete', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(170, 191, 43, '', '', 'Complete', '2013-07-31', 0, -1, 0, 27, 'L-155/13', '2013-07-29', 0, '', '', '', '', 'R-15');
INSERT INTO `submittal` VALUES(171, 192, 43, '', '', 'Complete', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(172, 193, 43, '', '', 'Complete', '2013-07-30', 0, -1, 0, 27, 'L-152/13', '2013-07-29', 0, '', '', '', '', 'R-15');
INSERT INTO `submittal` VALUES(173, 197, 43, '', '', 'Complete', '2013-07-31', 0, 25, 0, 27, 'L-156/13', '2013-07-30', 0, '', '', '', '', 'R-15');
INSERT INTO `submittal` VALUES(174, 194, 43, 'SAPMT has reviewed your subject submittal dated July 18, 2013 and rejected with following comment.\r\n \r\n•	The proposed QC Manager Mr. Alfredo V. Pacheco is currently working in another project, with his condition and obligations he cannot perform his duties full time as stated in Schedule Q table VI-2 of the contract.\r\nShould you have any questions, please contact Sohail Moughal, Project Engineer at Tel No. +966 2 422-4570.\r\n', 'QC Manager', 'Complete', '2013-08-20', 0, -1, 0, 27, 'L-168/13', '2013-08-20', 0, '', '', '', '', 'R-15');
INSERT INTO `submittal` VALUES(175, 195, 43, 'SAPMT has reviewed the subject submittal dated July 20, 2013 and has the following comment:\r\n\r\n•	Revised and Provide section for signature of ICC Project Manager and SAPMT Representative in Attachment # 03 – Saudization Report.\r\nShould you have any questions, please contact Sohail Moughal, Project Engineer at Tel No. +966 2 422-4570.\r\n', 'Saudization Plan', 'Complete', '2013-08-20', 0, 11, 0, 27, 'L-171/13', '2013-08-20', 0, '', '', '', '', 'R-15');
INSERT INTO `submittal` VALUES(176, 196, 43, 'SAPMT has reviewed your subject submittal dated July 20, 2013 and has the following comments.\r\n \r\n1.	The proposed QC inspector Mr. Milo B. Abaoag is conditionally approved for 3 months, and subject for re-evaluation thereafter.\r\n2.	If the performance of Mr. Milo B. Abaoag will find unsatisfactory during his probationary period and will not meet the SAPID expectations, SAMPT will revoke his approval.\r\nShould you have any questions, please contact Sohail Moughal, Project Engineer at Tel No. +966 2 422-4570.\r\n', 'QC Inspector', 'Complete', '2013-08-20', 0, -1, 0, 27, 'L-169/13', '2013-08-20', 0, '', '', '', '', 'R-15');
INSERT INTO `submittal` VALUES(177, 198, 43, 'SAPMT has reviewed your subject submittal dated July 21, 2013 and has the following comments.\r\n \r\n1.	The proposed QC Civil/Precast Supervisor Mr. Ramil E. Romualdo is only accepted as QC Civil/Precast Inspector and conditionally approved for 3 months and subject for re-evaluation thereafter.\r\n2.	If the performance of Mr. Ramil E. Romualdo will find unsatisfactory during his probationary period and will not meet the SAPID expectations, SAMPT will revoke his approval.\r\nShould you have any questions, please contact Sohail Moughal, Project Engineer at Tel No. +966 2 422-4570.\r\n', 'QC Supervisor', 'Complete', '2013-08-20', 0, -1, 0, 27, 'L-170/13', '2013-08-20', 0, '', '', '', '', 'R-15');
INSERT INTO `submittal` VALUES(178, 199, 43, 'With reference to your letter dated July 17, 2013, the 50% Detailed Design (D.D) review meeting was held in AL-Khobar on July 24, 2013, where design comments were carefully reviewed and acknowledged as per attached master list review document.\r\n\r\nNote that KAUST comments that were agreed upon during the 90% Project Proposal (P.P) were reflected in the 50% DD. However, comments raised by KAUST during the 90% P.P review that were not accepted were not included in the final project proposal document, and such comments should not be raised again in all subsequent project submittals.\r\n\r\nAs a clarification to your cited example in the letter, the Shoreline security systems scope consists of SONAR system, RADAR system, Vessel Barrier and Boat Identification system. The Functional Specification Document (FSD) for all security systems will be provided in the next submittal.\r\n\r\nShould you have any questions, please contact Fahad A. Al-Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', 'design, 50pc', 'Complete', '2013-08-17', 0, 27, 0, 46, 'L-160/13', '2013-08-04', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(179, 200, 43, 'For information only', 'Comparison, security, corridor', 'Complete', '2014-02-24', 0, 25, 0, -1, 'For Information Only', '2014-02-24', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(180, 205, 43, '', '', 'Complete', '2013-07-31', 0, 27, 0, 27, 'L-157/13', '2013-07-31', 0, '', '', '', '', 'R-15');
INSERT INTO `submittal` VALUES(181, 204, 43, 'SAPMT reviewed the subject submittal dated July 27, 2013 and has the following comments:\r\n\r\n1.	Provide more details about the previous projects including scope or volume of works done, completion certificates etc.\r\n2.	Provide more details about the equipment including registration numbers, model years, safety certificates etc. according to Aramco Standards.\r\n3.	Provide more details about the operator’s certifications according to Aramco Standards. \r\n4.	The soil reports can only be accepted if Saudi Aramco approved procedures are followed and tests are conducted by vendors approved for the project. Soil reports shall be submitted separately according to Aramco Quality procedures and standards.\r\n', '', 'Complete', '2013-07-30', 0, 25, 0, 27, 'L-158/13', '2013-07-31', 0, '', '', '', '', 'R-15');
INSERT INTO `submittal` VALUES(182, 203, 43, 'SAPMT reviewed the subject submittal dated July 27, 2013 and has the following comments;\r\n\r\n1.	Expedite recruitment of staff that is required to be appointed as mentioned in the EIAR.\r\n2.	Ensure compliance with routine environmental audits as mentioned in the EIAR.\r\n3.	Attach a layout of the area where mangroves may be affected and provide location specific solutions / alternative arrangements.\r\n4.	Issues of contamination of ground water during dewatering operations in some areas and acceptable practices for disposal of water from dewatering operations shall be included.\r\n5.	Recommendations for disposal of water from possible ponding in the ditch shall be addressed.\r\nShould you have any questions, please contact Sohail Moughal, Project Engineer at Tel No. +966 2 422-4570.\r\n', 'EIA Report', 'Complete', '2013-08-17', 0, 25, 0, 46, 'L-167/13', '2013-08-06', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(183, 202, 43, 'SAPMT reviewed the subject submittal dated July 21, 2013 and has the following comments:\r\n\r\nM/S General Agencies and Contracting (GAC) Plant at Rabigh was approved previously on one time basis for another project. If ICC intends to acquire one-time approval for KPSS project then the following steps shall be taken;\r\n\r\n1.	Updated Organizational Chart shall be submitted\r\n2.	Fully accomplished 7.5-WI-PID-BP&CTU-01 Appendix A3 as per SAEP 1150, clause 8.17.2 shall be submitted\r\n3.	After approval of the above, requests shall be sent to BP&CTU Dahran for Plant Site Survey.\r\n4.	Approval of Job Mix Formula for Binder and Wearing Courses shall be submitted separately.\r\nShould you have any questions, please contact Sohail Moughal, Project Engineer at Tel No. +966 2 422-4570.\r\n', 'Asphalt Work', 'Complete', '2013-08-05', 0, 25, 0, 27, 'L-159/13', '2013-08-01', 0, '', '', '', '', 'R-15');
INSERT INTO `submittal` VALUES(184, 201, 43, 'SAPMT has reviewed the subject submittal and has no comments.\r\n\r\nShould you have any questions, please contact Sohail Moughal, Project Engineer at Tel No. +966 2 422-4570.\r\n', 'Communication Sub-Contractor', 'Complete', '2013-08-17', 0, 25, 0, 27, 'L-163/13', '2013-08-04', 0, '', '', '', '', 'R-15');
INSERT INTO `submittal` VALUES(185, 207, 43, 'SAPMT reviewed the subject submittal dated July 06, 2013 and has the following comments:\r\n\r\n1.	Materials proposed by Subcontractors in their proposals are not to be considered approved unless specifically submitted for SAPMT approval separately.\r\n2.	It is ICC responsibility to ensure that all items/ activities related to a subcontract are included in the agreements e.g. provide reasons as to why Emergency Notification Devices and Electronic marquee Display are excluded.\r\n3.	The Cost % for Design Component accumulates to 1.72% and not 1.9%.\r\n4.	Provide a separate revised copy of Appendix # 01 signed by the Procurement Manager, Project Manager and the ICC Company Representative.\r\nShould you have any questions, please contact Sohail Moughal, Project Engineer at Tel No. +966 2 422-4570.\r\n', 'Sub-Contracting Plan (Rev. 02)', 'Complete', '2013-08-05', 0, 25, 0, 27, 'L-161/13', '2013-08-01', 0, '', '', '', '', 'R-15');
INSERT INTO `submittal` VALUES(186, 178, 43, 'SAPMT has reviewed your subject submittal dated June 27, 2013 and rejected with following comments:\r\n1.	Missing drawings and design calculations were not included in the 50% package.\r\n2.	Number of drawings in the control list is not approved by SAMPT.\r\n3.	All drawings must be submitted in one submittal.\r\n', '', 'Complete', '2013-07-31', 0, 11, 0, 27, 'L-149/13', '2013-07-30', 0, '', '', '', '', 'R-15');
INSERT INTO `submittal` VALUES(187, 173, 43, 'SAPMT has reviewed your subject submittal dated June 20, 2013 where your traffic management plan must be included as part of the submittal.', '', 'Complete', '2013-07-31', 0, 27, 0, 26, 'L-147/13', '2013-07-28', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(188, 208, 43, 'Provide details of steps that are being taken by ICC to cover the delays in design schedule.', 'Progress Report', 'Complete', '2013-09-28', 0, 25, 0, -1, 'for Info. Only', '2013-07-31', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(189, 211, 43, 'Replacement of an important member of the Project Team at such a short notice with no prior information to SAPMT and no overlapping time (of at least 15 days) spent by two representatives to hand over responsibilities in an effective manner is an unacceptable practice and shall be avoided in future.', 'Company Representative', 'Complete', '2013-08-31', 0, -1, 0, -1, 'for Info. Only', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(190, 212, 43, 'Saudi Aramco PMT offices shall be closed from 7 Aug 13 to 9 Aug 13. SAPMT wishes all the stakeholders a very Happy Eid-ul-Fitr.', 'Eid Holidays', 'Complete', '2013-08-31', 0, -1, 0, -1, 'for Info. Only', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(191, 209, 43, 'SAPMT has reviewed your letter KPSS/SA/B/PR/SAT/13/0051 dated July 27, 2013 and has no objection. However, it is contractor’s responsibility to ensure full compliance with IFC drawings, Saudi Aramco standards and specification.\r\n\r\nShould you have any questions, please contact Fahad A. Al-Balawi, Sr. Project Engineer at Tel No. +966 2 422-4393.', 'Communication Sub-Contractor', 'Complete', '2013-08-17', 0, 27, 0, 46, 'L-162/13', '2013-08-01', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(192, 206, 43, 'The Design work shall continue on activities which do not require a decision from SAPMT, so that no delays occur in the overall schedule.', 'Design Work', 'Complete', '2013-09-28', 0, 25, 0, -1, 'for Info. Only', '2013-07-29', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(193, 210, 43, '\r\nReference to your letter attached, Emirates NBD bank Riyadh Branch is not accepted to issue an advance payment guarantee.\r\n\r\nShould you have any questions, please contact Fahad A. Al-Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', 'Advance Payment Guarantee', 'Complete', '2013-08-17', 0, 27, 0, 46, 'L-153/13', '2013-07-28', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(194, 214, 43, 'Saudi Aramco Loss prevention Dept. (SALPD) is requesting details about the types and quantities of arms and ammunitions to be placed in the National Guard Pavilions to be constructed under KAUST Perimeter Security Systems Project. SALPD advised that they will not conduct their review on the building if the above information is not provided.\r\nSALPD will analyze the building for its intended purpose and related loss prevention/risk management, features according to international standards and provide suggestions regarding safety and security requirements of the building, fenestration, structure etc.\r\nShould you have any questions, please contact Fahad A. Al-Balawi, Sr. Project Engineer at Tel No. +966 2 422-4393.\r\n', 'KAUST Pavilion', 'Complete', '2013-08-17', 0, 25, 0, 46, 'L-164/13', '2013-08-06', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(195, 213, 43, 'SAPMT reviewed the subject submittal dated August 01, 2013 and has the following comments;\r\n\r\n1.	Provide copies of all education and training documents in Civil and Mechanical Engineering as mentioned in the CV.\r\n2.	Provide copies of relevant experience certificates.\r\nShould you have any questions, please contact Fahad A. Al-Balawi, Sr. Project Engineer at Tel No. +966 2 422-4393.\r\n', 'Company Representative', 'Complete', '2013-08-17', 0, 27, 0, 46, 'L-166/13', '2013-08-05', 0, '', '', '', '', 'R-16');

INSERT INTO `submittal` VALUES(198, 218, 43, 'SAPMT has reviewed the subject submittal dated August 13, 2013 with the following comments:\r\n\r\n1.	Reflect MOT road access and related signage in the plan.\r\n2.	It is contractor’s responsibility to ensure full compliance with the Saudi Aramco standards and specifications.\r\nShould you have any questions, please contract Yaser A. Al-Johani, Project Engineer on Tel. No. +966 2 422 4686.\r\n', 'Precast Subcontractor', 'Complete', '2013-10-07', 0, 27, 0, 46, 'L-177/13', '2013-10-03', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(199, 221, 43, 'ICC is urged to understand that it’s a perimeter related project for an institution with extensive infrastructure and intensive activities. While the institution is functional; various construction, extension and maintenance contractors are also working. All these factors interface with the perimeter of the institution and cannot be halted. ICC shall coordinate with all parties interfacing with the perimeter and work in harmony with others. Our answers to your concerns are given below;\r\n \r\n1.	The administrative process regarding relocation of telecommunication cables has started between KAUST and STC / Mobily. In the meanwhile the project designer may be instructed to employ ways to avoid such cables or propose ways to interface with them.\r\n2.	The administrative process regarding relocation of overhead power lines has started between KAUST and SEC.\r\n3.	ICC is urged to coordinate with the representatives and designers of the flood control project as already being done by ICC for other issues and keep SAPMT informed.\r\n4.	Entry of other contractors through the perimeter to their projects cannot be stopped and ICC is urged to accommodate them. Any other obstacles / issues may be provided in detail.\r\n5.	ICC shall install appropriate signage after SAPMT approval at locations where dumping of debris is of concern. SAPMT shall also coordinate with the concerned representatives to facilitate.\r\n6.	ICC shall install appropriate signage after SAPMT approval at locations where parking of cars causes an obstacle to construction activities at Gate No 3. SAPMT shall also coordinate with the concerned representatives to facilitate.\r\n7.	All concerned parties are being informed to facilitate ICC so that construction activities are not affected.\r\n8.	All the above concerns can be related to the project schedule, however such issues cannot be considered as reasons for any delays. Refer to clause 3.10 of the contract where interfacing with other parties working in the vicinity of the site is the responsibility of ICC.\r\nShould you have any questions, please contract Sohail Moughal, Project Engineer on Tel. No. +966 2 422 4570.\r\n', 'Utilities / Obstacles', 'Complete', '2013-09-04', 0, 25, 0, 46, 'L-189/13', '2013-09-04', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(200, 222, 43, 'In reference with your letter KPSS/SA/B/PR/MUN/13/0058 dated August 15, 2013 and Pursuant to contract No. 6600029847, Schedule “Aâ€ paragraph 9.1, International Center for Contracting Co. is hereby given “Notice to Proceedâ€ effective August 21, 2013 to perform the work in accordance with Schedule “Bâ€ of the contract. Therefore, you are required to start your mobilization activities and all other associated work immediately.\r\n \r\nIn addition to this, the copy of Land Use Permit for the King Abdullah Access road and Security Fence project has been attached for your reference.\r\n \r\nShould you have any questions, please contract Fahad A. Al-Balawi on Tel. No. +966 2 422 4393.\r\n', 'LUP', 'Complete', '2013-08-26', 0, 11, 0, 27, 'L-173/13', '2013-08-21', 0, '', '', '', '', 'R-15');
INSERT INTO `submittal` VALUES(201, 223, 43, 'Reference to your letter KPSS/SA/B/PR/MUN/13/0060 dated August 15, 2013 SAPMT has the following comments:\r\n\r\n1.	SAPMT has extended the conditional approval for another 3 months effective August 22, 2013.\r\n2.	SAPMT needs more time to evaluate the candidate as construction period has not yet started.\r\nShould you have any questions, please contract Yaser A. Al-Johani, Project Engineer on Tel. No. +966 2 422 4686.\r\n', 'QA Manager', 'Complete', '2013-08-26', 0, 12, 0, 46, 'L-174/13', '2013-08-25', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(202, 224, 43, 'SAPMT has reviewed the subject submittal dated August 14, 2013 and has no objection. However, it is contractor’s responsibility to ensure full compliance with the Saudi Aramco standards and specifications.\r\n\r\nShould you have any questions, please contract Yaser A. Al-Johani, Project Engineer on Tel. No. +966 2 422 4686.\r\n', 'Waste Management', 'Complete', '2013-08-26', 0, 12, 0, 46, 'L-176/13', '2013-08-26', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(203, 225, 43, 'Document received from KAUST Proponent for information only', 'KAUST Info.', 'Complete', '2013-08-31', 0, -1, 0, -1, 'for Info. Only', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(204, 226, 43, 'Minutes of Design Meeting Held in SCEC Office Dhahran # 12.', 'MOM', 'Complete', '2013-08-31', 0, -1, 0, -1, 'for Info. Only', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(205, 228, 43, 'Security System Material List Received from KAUST Proponent for Lowering of Inspection Levels for Security Systems and Cameras', 'Inspection Level', 'Complete', '2013-08-31', 0, -1, 0, -1, 'for Info. Only', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(206, 227, 43, 'Minutes of Design Meeting Held in SCEC Design Office in Dhahran # 13.', 'MOM', 'Complete', '2013-08-31', 0, -1, 0, -1, 'for Info. Only', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(207, 229, 43, 'SAPMT has reviewed the subject submittal dated August 18, 2013 and has no objection. However, it is contractor’s responsibility to ensure full compliance with the Saudi Aramco standards and specifications.\r\n\r\nShould you have any questions, please contract Fahad A. AL-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Polyethylene Sheet', 'Complete', '2013-09-15', 0, 27, 0, 46, 'L-199/13', '2013-09-15', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(208, 230, 43, 'SAPMT has reviewed the subject submittal dated August 18, 2013 and has the following comments:\r\n\r\n1.	Mention the correct Manufacturing Plant ID # 30000448 for BRC industrial Jeddah.\r\n2.	Please mention the Vendor ID of M/s. Fatayerji Contracting Co. if acting as supplier.\r\n3.	Use Inspection form SA-175-092000 (for Coating, shop applied) while submitting Purchase Requisition.\r\n4.	Furnish test results (mechanical properties) for the following Debars 16mm, 18mm, 20mm and 25mm and submit a readable copy of the test certificates Ref. TR105.\r\n5.	Use minimum of 422 MPa yield strength for the steel reinforcement. Refer to Construction Specifications Section-03200, paragraph 2.01.A.a Reinforcing Bars.\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Steel Bars', 'Complete', '2013-09-15', 0, 27, 0, 46, 'L-198/13', '2013-09-15', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(209, 231, 43, 'SAPMT has reviewed the subject submittal dated August 18, 2013 and accepted with the following comment:\r\n\r\n•	Use the Ga-18 minimum carbon steel soft temper and PVC coated as per Construction Specifications Section-03200, Paragraph 2.02-A.\r\n\r\nShould you have any questions, please contract Yaser A. Al-Johani, Project Engineer on Tel. No. +966 2 422 4686.\r\n', 'Tie Wire', 'Complete', '2013-08-29', 0, 12, 0, 46, 'L-178/13', '2013-08-25', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(210, 232, 43, 'SAPMT has reviewed the subject submittal dated August 18, 2013 and has no objection with the following comments:\r\n\r\n1.	M/s. Saudi Ready Mixed Concrete Batch Plant # 1 located at Saaber, Rabigh is given One Time Basis Approval to produce and supply ready mixed concrete to International Centre for Contracting Company (IC) under BI-25-00026-0001, KAUST Perimeter Security Systems Project in accordance with 09-SAMSS-097.\r\n2.	The proposed pre-approved concrete mix designs mentioned below are approved and valid until July 2015;\r\n \r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Saudi Ready Mix', 'Complete', '2013-10-10', 0, 27, 0, 46, 'L-226/13', '2013-10-10', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(211, 233, 43, 'SAPMT has reviewed the subject submittal dated August 19, 2013 and has the following comments:\r\n\r\n1.	M/s. Fugro Suhaimi Civil Testing Laboratory (FSL) – Rabigh Branch has been granted a conditional One Time Basis Approval (OTBA) to perform Basic Civil Testing Category as attached.\r\n2.	The OTBA is granted for BI-25-00026, Contract No.6600029847 only which will be executed by the Contractor “International Center for Contracting Co. (ICC).\r\n3.	Based on the OTBA Contractor shall ensure that FSL will abide by all attached conditions issued by Batch Plant & Civil Testing Unit (BP&CTU).\r\n\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Third Party Laboratory', 'Complete', '2013-10-07', 0, 27, 0, 46, 'L-142/13', '2013-10-02', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(212, 234, 43, 'SAPMT has reviewed the subject submittal dated August 20, 2013 and has the following comments:\r\n\r\n1.	Mr. Roselito J. Eduave is conditionally accepted for 3 months as probation period which will commence from start of construction activities. SAPMT will revoke his approval on the base of his unsatisfactory performance and evaluation.\r\n2.	The candidate has to report directly to ICC QC Manager for all his duties and responsibilities.\r\nShould you have any questions, please contract Yaser A. Al-Johani, Project Engineer on Tel. No. +966 2 422 4686.\r\n', 'QC Manager', 'Complete', '2013-08-29', 0, 12, 0, 46, 'L-187/13', '2013-08-28', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(213, 235, 43, 'Land Use Permit for KAM Access Road from KAUST Proponent, for the New Security Fence Project.', 'LUP', 'Complete', '2013-08-31', 0, -1, 0, -1, 'for Info. Only', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(214, 236, 43, 'Land Use Permit for Construction of New Security Fence from KAUST.', 'LUP', 'Complete', '2013-08-31', 0, -1, 0, -1, 'for Info. Only', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(215, 238, 43, 'SAPMT has reviewed the subject letter dated August 05, 2013 and has the following comments:\r\n\r\n•	Saudization deduction has not been included in all the above Payment Applications. You are advised to submit Saudization Report from January 27, 2013 to July 31, 2013 for approval prior to the submission of Application for Payment. Saudization deductions would then be computed based on these approved Saudization Reports and the deductions should be included in the Payment Application.\r\n\r\nShould you have any questions, please contract Yaser A. Al-Johani, Project Engineer on Tel. No. +966 2 422 4686.\r\n', 'Invoice', 'Complete', '2013-08-29', 0, 12, 0, 46, 'l-182/13', '2013-08-28', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(216, 237, 43, 'SAPMT has reviewed the subject letter no. KPSS/SA/B/PR/MUN/13/0061 dated August 17, 2013 and has the following comments:\r\n\r\n1.	Contractor shall be totally responsible for the quality of work required by this contract (refer to Schedule Q-1.2).\r\n2.	Contractor shall inspect, test and accept all parts of the work as defined in Schedule “Bâ€ and individual Release P.O. where applicable, including its subcontractors'' work, in conformance with all drawings, specifications and standards applicable to the work (refer to Schedule Q-1.3).\r\n3.	In light of the above SAPMT believes that all works done by ICC shall be tested and proven to meet performance requirements before execution to avoid rejection and removal from site after the execution.\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Crash Rating K4, K12', 'Complete', '2013-10-10', 0, 27, 0, 46, 'L-231/13', '2013-10-10', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(217, 239, 43, 'SAPMT has reviewed the subject letter dated August 05, 2013 and has the following comments:\r\n\r\n•	Saudization deduction has not been included in all the above Payment Applications. You are advised to submit Saudization Report from January 27, 2013 to July 31, 2013 for approval prior to the submission of Application for Payment. Saudization deductions would then be computed based on these approved Saudization Reports and the deductions should be included in the Payment Application.\r\n\r\nShould you have any questions, please contract Yaser A. Al-Johani, Project Engineer on Tel. No. +966 2 422 4686.\r\n', 'Invoice', 'Complete', '2013-08-31', 0, 12, 0, 46, 'L-182/13', '2013-08-28', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(218, 240, 43, 'SAPMT has reviewed the subject letter dated August 05, 2013 and has the following comments:\r\n\r\n•	Saudization deduction has not been included in all the above Payment Applications. You are advised to submit Saudization Report from January 27, 2013 to July 31, 2013 for approval prior to the submission of Application for Payment. Saudization deductions would then be computed based on these approved Saudization Reports and the deductions should be included in the Payment Application.\r\n\r\nShould you have any questions, please contract Yaser A. Al-Johani, Project Engineer on Tel. No. +966 2 422 4686.\r\n', 'Invoice', 'Complete', '2013-08-31', 0, 12, 0, 46, 'L-182/13', '2013-08-28', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(219, 241, 43, 'SAPMT has reviewed the subject submittal dated August 05, 2013 and rejected with the following comments: 1. Mr. Mohamed Mamdouh Mokhtar does not meet the minimum requirements stipulated in Schedule Q – Attachment-I, Clause 3.2. 2. During the personal interview, he showed lack of knowledge in Quality Specifications and Standards. Should you have any questions, please contract Yaser A. Al-Johani, Project Engineer on Tel. No. +966 2 422 4686.', 'QC Supervisor', 'Complete', '2013-08-28', 0, 12, 0, 46, 'L-175/13', '2013-08-25', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(220, 242, 43, 'SAPMT has reviewed the subject submittal dated August 21, 2013 and has following comments:\r\n\r\n1.	SAPMT shall interview all candidates prior to appointment.\r\n2.	Supply the detail of 3rd Party Consultant together with Audit Schedule.\r\n3.	Provide a Method Statement with regard to Mangrove relocation, where necessary.\r\n4.	Provide quantities for waste water, construction waste in tables.\r\n5.	Compile and submit complete Environmental Management Plan including Waste Management and Demobilization Plan.\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'EIA Report', 'Complete', '2013-10-07', 0, 27, 0, 46, 'L-233/13', '2013-09-30', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(221, 243, 43, '\r\nSAPMT has reviewed the subject submittal dated August 21, 2013 and has the following comment:\r\n\r\n•	Mr. Khalid Muhammad Zebar Al-Otibi is accepted as Procurement QC Supervisor. SAPMT will revoke his approval on the base of his unsatisfactory performance and evaluation in the first 3 months of probation period.\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 2 422 4393.\r\n', 'Proc. QC Supervisor', 'Complete', '2013-09-15', 0, 27, 0, 46, 'L-200/13', '2013-09-15', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(222, 244, 43, 'SAPMT has reviewed the subject submittal dated August 21, 2013 and has the following comments:\r\n\r\n1.	All structural calculations shall be check and initialled by a competent checker in compliance with SAES A-204, paragraph 10.4.\r\n2.	Provide the name of the originator and checker in the calculation headings and date of the calculations. Refer to SAES A-204, paragraph 10.1.b & 10.1.d.\r\n3.	Provide plans, elevations and sections for sufficient explanation. Plan layout shall be designed label columns and footings such as C1, C2, C3, F1, F2…etc. Refer to SAES A-204, paragraph 10.8.\r\n4.	Provide complete sketch of the wall, column, ground beam and ditch with connecting beam including dimensions and cross refer them to the calculations.\r\n5.	In designing the structures, provide the sketches describing the possible forces in action and describe the likely modes of failure.\r\n6.	Provide table of contents, paging, list of abbreviations and references in calculations made especially in deriving the loads. Refer to SAES A-204, paragraph 10.3.\r\n7.	For the ditch, show also load imposed by water from surface runoffs in a worst case scenario or other likely live loads.\r\n8.	Explain how the buoyancy effect in shallow water table areas, which is greatly influenced by the tidal changes, on the structures can be overcome.\r\nShould you have any questions, please contract Yaser A. Al-Johani, Project Engineer on Tel. No. +966 2 422 4686.\r\n', 'Structural Calculations', 'Complete', '2013-08-29', 0, 12, 0, 46, 'L-184/13', '2013-08-28', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(223, 245, 43, 'SAPMT has reviewed the subject submittal dated August 21, 2013 and accepted with the following comments:\r\n\r\n1.	Subcontracting Plan has been submitted five times by ICC and the revision numbers need to be corrected. This shall be Revision D and not C.\r\n2.	Subcontractors proposed in your subcontracting plan are not approved by SAPMT unless their credentials are submitted separately for SAPMT approval.\r\n3.	Regarding scope of work distributed in subcontracts, it is contractor’s responsibility to ensure full compliance with IFC drawings, Saudi Aramco standards and specifications.\r\nShould you have any questions, please contract Sohail Moughal, Project Engineer on Tel. No. +966 2 422 4570.\r\n', 'Subcontracting Plan', 'Complete', '2013-09-09', 0, 25, 0, 46, 'L-185/13', '2013-09-05', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(224, 246, 43, 'Ref to your letter No. KPSS/SA/B/PR/MUN/13/0063 we have the following observations;\r\n\r\n1.	Appointment of key persons shall be expedited and any vacations or resignations shall be intimated to SAPMT well in advance.\r\n2.	Provide more details about the Saudization in subcontractors if they are in green as mentioned in your letter, so that your invoices are processed accordingly.\r\n3.	The letter referred and the letter written has the same reference number.\r\n4.	Geotechnical report was received on 02 Sep. 13. SAPMT comments on Geotechnical and Topographic studies shall be provided to ICC for incorporation.\r\n5.	Detailed Design shall be submitted according to the design schedule and requirements. 80% design is not a valid submission. SAPMT will provide comments as necessary to expedite the project but such designs shall be resubmitted with the rest of the 90% design package appropriately.\r\n6.	Include a single summary page on top of the submitted schedule that shows level one or two WBS as space permits. Provide a date as to when the schedule shall be revised/ updated.\r\n7.	As the weekly progress meetings, procurement meetings, safety meetings and quality meetings on site have already been scheduled, it is important that decision making company representatives are on site to avoid delays.\r\n8.	While SAPMT side is being completed, ICC shall provide dates as to when the ICC side shall be completed.\r\nShould you have any questions, please contract Sohail Moughal, Project Engineer on Tel. No. +966 2 422 4570.\r\n', 'Immediate Concern', 'Complete', '2013-09-04', 0, 25, 0, 46, 'L-190/13', '2013-09-04', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(225, 247, 43, 'SAPMT has reviewed your subject letter no. KPSS/SA/B/PR/MUN/13/0064 and has the following comments:\r\n\r\n•	ICC is advised to prepare a matrix showing the dates and timings for all weekly and monthly meetings and associated report submission dates after coordination with all prospective attendees of meetings and recipients of reports.\r\n\r\n1.	Daily Progress Report: It shall be forwarded by e-mail on or before 8:00AM of subsequent day.\r\n2.	Weekly Progress Report: Cut-off date for weekly progress report is every Thursday and it shall be submitted on or before subsequent week Sunday before closing of SAPMT office hours.\r\n3.	Monthly Progress Report: Cut-off date for Monthly Progress Report is last Thursday of every month and it shall be submitted within 5 working days of subsequent month.\r\nShould you have any questions, please contract Sohail Moughal, Project Engineer on Tel. No. +966 2 422 4570.\r\n', 'Progress Reports', 'Complete', '2013-09-09', 0, 25, 0, 46, 'L-195/13', '2013-09-08', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(226, 248, 43, 'Reference to your letter no. KPSS/SA/B/PR/MUN/13/0065, SAPMT shall not distinguish between various signatories and their internal authorities with reference to the contents of submissions being made by ICC, and that’s why a single point of contact is required for all matters.\r\n\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.', 'Delegation of Powers', 'Complete', '2013-09-10', 0, 27, 0, 46, 'L-191/13', '2013-09-10', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(227, 249, 43, 'Project Weekly Progress Report No. 01', 'Progress Report', 'Complete', '2013-09-28', 0, 25, 0, -1, 'for Info. Only', '2013-08-26', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(228, 250, 43, 'The CV of Mr. Shakeel Ahmad for QC Supervisor (Civil) has been pulled out upon ICC request.', 'Pulled Out', 'Complete', '2013-09-28', 0, 27, 0, -1, 'for Info. Only', '2013-09-05', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(229, 251, 43, 'SAPMT has reviewed the subject submittal dated August 26, 2013 and rejected it with the following comment:\r\n\r\n•	SAPMT conducted telephonic interview and found that Mr. Giovanni S. PO is not familier with Saudi Aramco Quality System requirement and not suitable to handle the post as Contractor’s QC Manager. \r\nShould you have any questions, please contract Yaser A. Al-Johani, Project Engineer on Tel. No. +966 2 422 4686.\r\n', 'QC Manager', 'Complete', '2013-08-29', 0, 12, 0, 46, 'L-186/13', '2013-08-28', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(230, 252, 43, 'SAPMT has reviewed the subject submittal dated August 26, 2013 and has the following comments:\r\n\r\n1.	Submit attachment drawing stating the location where the product to be used. Refer to Construction Specifications Section-03251, paragraph 1.05.A.1 Submittals.\r\n2.	Submit certification that materials meet the ASTM D-1751. Refer to Construction Specifications Section-03251, paragraph 1.05.A.2 Submittals.\r\n3.	Submit manufacturer’s application and installation instructions. Refer to Construction Specifications Section-03251, paragraph 1.05.A.3 Submittals.\r\nShould you have any questions, please contract Yaser A. Al-Johani, Project Engineer on Tel. No. +966 2 422 4686.\r\n', 'Filler Board', 'Complete', '2013-08-29', 0, 12, 0, 46, 'L-183/13', '2013-08-28', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(231, 253, 43, 'SAPMT has reviewed the subject letter no. KPSS/SA/B/MUN/13/0062 dated August 17, 2013 and has the following comments:\r\n\r\n1.	The quantities and units for electrical equipment’s of procurement plan in item numbers 27, 28, 29, 30, 31, 32, 51, 57 are wrong.\r\n2.	Item number 41 of procurement plan can be included in item 48.\r\n3.	The dates shown in Procurement Plan are not matching with Project Revised Work Schedule. Hence, Contractor is advised to resubmit the Procurement Plan in align with Revised Work Schedule Rev-1.\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'PO Long Lead Items', 'Complete', '2013-10-01', 0, 27, 0, 46, 'L-225/13', '2013-09-30', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(232, 254, 43, 'SAPMT has reviewed the subject submittal dated August 27, 2013 and accepted it with the following comments:\r\n\r\n1.	Use Schedule-80 PVC pipe for spacers and bar supports. Do not use mortar blocks and precast concrete for bar supports. This in compliance with SAES Q-001, paragraph 7.11. Placing Concrete.\r\n2.	Submit sample for each material. Refer to Schedule-G, paragraph 2.1. Contractor Supplied Materials.\r\nShould you have any questions, please contract Sohail Moughal, Project Engineer on Tel. No. +966 2 422 4570.\r\n', 'Formwork Accessories', 'Complete', '2013-09-04', 0, 25, 0, 46, 'L-188/13', '2013-09-04', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(233, 255, 43, 'SAPMT has reviewed the subject submittal dated August 28, 2013 and has the following comment:\r\n\r\n•	Mr. Yasir Ashraf is conditionally accepted for 3 months as probation period which will commence from start of construction activities. SAPMT will revoke his approval on the base of his unsatisfactory performance and evaluation. \r\nShould you have any questions, please contract Yaser A. Al-Johani, Project Engineer on Tel. No. +966 2 422 4686.\r\n', 'QC Manager', 'Complete', '2013-09-02', 0, 12, 0, 46, 'L-180/13', '2013-09-01', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(234, 256, 43, 'SAPMT has reviewed the subject submittal dated August 27, 2013 and has no objection. However, it is contractor’s responsibility to ensure full compliance with the Saudi Aramco standards and specifications.\r\n\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', '', 'Complete', '2013-09-18', 0, 27, 0, 27, 'L-217/13', '2013-09-18', 0, '', '', '', '', 'R-15');
INSERT INTO `submittal` VALUES(235, 257, 43, '\r\nReference to the subject matter we are requesting your approval for the below third party laboratory and concrete ready mix supplier:\r\n \r\n1.	Prequalification for third party laboratory of M/s Fugro Suahaimi reference submittal # DS-064.\r\n2.	Prequalification for M/s Saudi Ready mix plant - located in Saabar Rabigh, reference submittal # DS-052A\r\nShould you have this any questions, please contact to Yaser A. Al-Johani, Project Engineer at Tel. No. +966 2 422 4686. \r\n', 'BP & CTU KASC', 'Complete', '2013-08-31', 0, -1, 0, 12, 'L-179/13', '2013-08-25', 0, '', '', '', '', 'R-09');
INSERT INTO `submittal` VALUES(236, 258, 43, 'SAPMT would like to raise our major concern on noncompliance of submitting the Project Progress Reports even after our repeated verbal reminders. Such a casual approach by the contractor on contractual requirements is not at all acceptable.\r\n\r\nHerewith, the contractor is informed to commence the Weekly and Monthly Progress report submission without any further delay.\r\n\r\nShould you have any questions, please contact Fahad A. Al-Balawi, Senior Project Engineer at Tel No. +966 2 422-4393.\r\n', 'Project Reports', 'Complete', '2013-08-31', 0, 32, 0, 27, 'L-172/13', '2013-08-20', 0, '', '', '', '', 'R-15');
INSERT INTO `submittal` VALUES(237, 267, 43, 'Reference to KAUST letter # KAUST-MEU-13-0005 dated August 28, 2013 regarding security systems arrangements SAPMT would like to summarize the issues as follows:\r\n\r\n1.	The definition of Intrusion Detection and Assessment Systems (IDAS), as per Ministry of Interior High Commission for Industrial Security (HCIS) standard, calls for Area Surveillance and User Surveillance cameras to be installed 7.5 meter from the inside of the anti-personnel fence not on the top of anti-personnel fence.  The provided design layout referenced on PSP page number 18 contradicts with HCIS standard, and the approved Project Proposal Document.   \r\n2.	During 90 % PP review, SAPMT informed KAUST that comment No.195 which was similar to 178 mentioned earlier may only be considered during detailed design if found appropriate during the research and analysis done by the designer.\r\n3.	Additionally, pervious comments and counter-comments need not be mentioned now, after the fact that the Project Proposal was approved by KAUST with only 3 comments, none of which required to change the arrangement of the security system components.\r\n4.	The approved project proposal leaves the onus on the designer to develop the option-1 and if necessary consider the second option. The designer has chosen the first option. It may also be noted that SAPMT is obliged to trust the designer’s preference, as they are hired to provide the best solutions according to quality and standards. \r\n5.	Based on the above, KAUST is urged to provide technical reasons behind their consistent stance and in reply to our letter L-154/13 where SAPMT provided various technical reasons behind designer’s choice of option-1.\r\n\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Security System', 'Complete', '2013-09-23', 0, 27, 0, 46, 'L-192/13', '2013-09-19', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(238, 268, 43, 'SAPMT has reviewed the subject submittal dated August 05, 2013 and our comments are in the attached list. Contractor shall revise and resubmit.\r\n\r\nShould you have any questions, please contract Yaser A. Al-Johani, Project Engineer on Tel. No. +966 2 422 4686.\r\n', 'Geotechnical Investigation', 'Complete', '2013-09-04', 0, 25, 0, 46, 'L-181/13', '2013-09-04', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(239, 260, 43, 'SAPMT has reviewed the subject submittal dated August 31, 2013 and has the following comments:\r\n\r\n1.	Mr. Giovanni S. PO is conditionally approved for one month as probationary period which will commence on the start of construction activities. \r\n2.	SAPMT will revoke his approval based on his unsatisfactory performance and poor evaluation after the given trial period.\r\nShould you have any questions, please contact Sohail Moughal, Project Engineer on Tel. +966 2 422 4570. \r\n', 'QC Supervisor', 'Complete', '2013-09-04', 0, 25, 0, 46, 'L-150/13', '2013-09-04', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(240, 269, 43, 'SAPMT has reviewed the subject letter no. KPSS/SA/B/PR/MUN/13/0076 and has the following comments:\r\n\r\n1.	All culverts under this project to follow the security design principles of the Thuwal Flood control project.\r\n2.	All design related reports submitted by third parties shall be submitted with concurrence from the approved project designer.\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Hydrology Study', 'Complete', '2013-10-11', 0, 27, 0, 46, 'L-210/13', '2013-10-10', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(241, 270, 43, 'In reference to the subject letter no. KPSS/SA/B/PR/MUN/13/0077 and has the following comments:\r\n\r\n1.	SAPMT confirms that the 50 percent Detail design package part A for CIVIL/ ELECT/ MECH (Ref. DS-048) was received on June 24, 2013 and Part B for SECURITY/COMM (Ref. DS-049-A) on August 28, 2013.\r\n2.	The 50pc DD package was accepted with comments and comments, feedbacks and counter comments were provided between July 15, 2013 and Sep 1, 2013 via various emails and letters.\r\n3.	ICC shall include all comments according to the scope of work in 90 percent detail design package.\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr, Project Engineer on Tel. No. +966 12 422 4393.\r\n', '50% Design Confirmation', 'Complete', '2013-10-01', 0, 27, 0, 46, 'L-213/13', '2013-09-30', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(242, 271, 43, 'SAPMT has reviewed your subject letter no. KPSS/SA/B/PR/MUN/13/0078 and has the following comments:\r\n\r\n1.	These Drawings shall be reviewed by consultant prior to SAPMT confirmation.\r\n2.	Consultant shall ensure that the IFC if any, be closely complied.\r\n3.	Consultant shall highlight any precautions that the Contractor need to observe and resolve, e.g. discharge points, possible low points, potential ponding etc.\r\nShould you have any questions, please contract Fahad A. AL-Balawi, Sr. Project Engineer on Tel. No. +966 2 422 4393.\r\n', 'Grading & Drainage', 'Complete', '2013-09-10', 0, 27, 0, 46, 'L-202/13', '2013-09-10', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(243, 259, 43, 'SAPMT has reviewed the subject submittal dated August 31, 2013 and has no objection. However, it is contractor’s responsibility to ensure full compliance with the Saudi Aramco standards and specifications.\r\n\r\nShould you have any questions, please contract Fahad A. AL-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Backfilling Subcontractor', 'Complete', '2013-09-15', 0, 27, 0, 46, 'L-201/13', '2013-09-15', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(244, 261, 43, 'SAPMT has reviewed the subject submittal dated September 01, 2013 and has no objection with the following comments:\r\n•	There are number of items that require immediate update and implementation as follows:\r\n\r\n1.	Risk review process.\r\n2.	Traffic Management Plans for each area.\r\n3.	Organizational charts including responsibilities.\r\n4.	Safety Inspection and Audit Plan including that of sub-contractors.\r\n5.	Audit schedules for camp facilities.\r\n6.	Camp sanitation facilities monitoring and service plan.\r\n7.	A separate “Permit to Workâ€ Procedure.\r\n8.	Training needs analysis.\r\n9.	PPE training, issue and control procedures.\r\n10.	An incident Reporting Procedure, flow chart and contact numbers included.\r\n11.	A separate Emergency Preparedness and Response Plan.\r\n12.	A separate Environmental Management Plan including Waste and Water Management Plans.\r\n13.	Updated Risk Registers.\r\n14.	Updated Baseline Risk Assessments\r\n15.	A separate Risk Review Plan.\r\n16.	Security Access Control Procedures\r\nThe above mentioned items are required as the project matures and SAPMT shall monitor the proposed Loss Prevention Program and its updates\r\n\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n\r\n\r\n             \r\n', 'Loss Prevention', 'Complete', '2013-10-11', 0, 27, 0, 46, 'L-205/13', '2013-10-10', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(245, 262, 43, 'SAPMT has reviewed the subject submittal dated August 31, 2013 and has following comment:\r\n\r\n•	All candidates which cannot provide experience certificates from their previous employers shall provide references, contact names, contact numbers, email addresses in their CV’s for verification.\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Company Representative', 'Complete', '2013-10-01', 0, 27, 0, 46, 'L-232/13', '2013-09-30', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(246, 263, 43, 'Weekly Progress Report No.02', 'Progress Report', 'Complete', '2013-09-25', 0, 32, 0, -1, 'for Info. Only', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(247, 264, 43, 'SAPMT has reviewed the subject submittal dated September 02, 2013 and has no objection with the attached list of comments. ICC has to ensure full compliance of Saudi Aramco standards and specifications during whole project cycle.\r\n\r\n\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Topographic Survey', 'Complete', '2013-10-01', 0, 27, 0, 46, 'L-228/13', '2013-09-30', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(248, 265, 43, 'SAPMT has reviewed your subject submittal dated September 02, 2013 and has the following comments:\r\n\r\n1.	Audit Agenda and Plan are to be attached.\r\n2.	Reference codes and standards are not clear in the report.\r\n3.	Non-Conformity Report shall provide specific details of occurrence / activity. \r\n4.	The criteria of non-conformance are not clear.\r\n5.	Contractor (ICC) shall provide Corrective Action, Root Causes and Preventive Actions along with Agreed Completion Date of closure for every NCR.(All the CAR’s resulted from audit report will be monitored through Log Book Entry)\r\nShould you have any questions, please contract Sohail Moughal, Project Engineer on Tel. No. +966 2 422 4570.\r\n', 'Audit Report', 'Complete', '2013-09-09', 0, 25, 0, 46, 'L-194/13', '2013-09-08', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(249, 266, 43, 'Reference to your letter no. KPSS/SA/B/PR/MUN/13/0073 dated August 31, 2013, SAPMT has the following comments:\r\n\r\n1.	SAPMT approved the following candidates permanently for “KAUST-Perimeter Security Systemsâ€ project as per given dates;\r\nSr.#	Submittal Ref. #	Name of Candidates	Position	Probation Period End Date\r\n1	RTA-006	Leo Cruz Manluctao	HSE Officer	Jun. 22, 2013\r\n2	DS-004	Muhammad Ilyas Lund	Procurement Manager	Jun. 24, 2013\r\n3	DS-032	Imran Sadiq	Planner / Scheduler	Aug. 09, 2013\r\n\r\n2.	SAPMT reserves the right to revoke the approval of candidates on the base of their unsatisfactory performance during project tenure.\r\nShould you have any questions, please contract Fahad, A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Permanent Approval', 'Complete', '2013-09-10', 0, 27, 0, 46, 'L-193/13', '2013-09-10', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(250, 272, 43, 'SAPMT has reviewed and has rejected the subject letter # KPSS/SA/B/PR/MUN/13/0079 with the following comments:\r\n\r\n1.	Contractor shall wait for the 100% approval of the Detailed Design Drawing and issuance of the approved drawings for construction as references of inspection for the acceptance of quality, dimensions, shape, color and texture.\r\n2.	Provide shop drawings to inspect the shapes, groove size, architectural look and KAUST logo.\r\n3.	Precast panel samples shall be in compliance of SAES Q-012, Clause 6.11.\r\n\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Precast Panel', 'Complete', '2013-09-16', 0, 27, 0, 27, 'L-197/13', '2013-09-15', 0, '', '', '', '', 'R-15');
INSERT INTO `submittal` VALUES(251, 273, 43, 'SAPMT has reviewed the subject letter no. KPSS/SA/B/MUN/13/0080 dated September 04, 2013 and has the following comment:\r\n\r\n•	Provided target dates are incorrect. It shall be revised according to revised work schedule.\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'IFC Drawing', 'Complete', '2013-10-01', 0, 27, 0, 46, 'L-224/13', '2013-09-30', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(252, 274, 43, 'In reference to subject, SAMPT is requesting KAUST Security to prohibit cars parking in front of KAUST Security Gate 3 (CSD Gate) since the construction activities for KAUST new Security project is about to commence. \r\n\r\n\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Gate No.3', 'Complete', '2013-09-15', 0, 27, 0, 46, 'L-204/13', '2013-09-15', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(253, 275, 43, '', '', 'Pending', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(254, 276, 43, 'SAPMT has reviewed the subject submittal dated September 07, 2013 and has the following comments:\r\n\r\n1.	Contractor shall attach Geo-Technical Investigation Test Results from Third Party Civil Testing Agency approved by Saudi Aramco for basis and reference of Exposure Type to be use in the Project as per SAES Q-001, Clause 5.1.\r\n2.	Appendix A of SAEP 1152 shall be signed by concern SAPMT before submission.\r\n3.	Concrete Mix Designs for Precast Panel will be submitted separately. Pre-approved Mix Designs are for cast on site concrete structures only.\r\n4.	Correct BI/JO No. – It shall be 25-00026-0001.\r\n5.	Project Technical Specifications attached shall be approved for construction.\r\n6.	Appendixes A, B & C of each exposure type shall be arranged together accordingly.\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Concrete Mix Design', 'Complete', '2013-09-23', 0, 27, 0, 46, 'L-214/13', '2013-09-17', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(255, 279, 43, 'SAPMT has reviewed the subject submittal dated September 07, 2013 and has no objection however; contractor shall submit Inspection form SA-175-092000 while submitting the purchase requisition.\r\n\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Steel Bar', 'Complete', '2013-09-23', 0, 27, 0, 46, 'L-216/13', '2013-09-16', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(256, 277, 43, 'SAPMT has reviewed and has accepted the subject submittal dated September 07, 2013 with the following comment:\r\n\r\n\r\n•	Use Nitobond AR for concrete bonding agent in compliance with Construction Specifications Section-03300, paragraph 2.03.\r\n\r\nShould you have any questions, please contract Fahad A. AL-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Bonding Agent', 'Complete', '2013-09-15', 0, 27, 0, 46, 'L-203/13', '2013-09-15', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(257, 278, 43, 'SAPMT has reviewed the subject submittal dated September 07, 2013 and has no objection with the following comments:\r\n\r\n1.	Use Renderoc TG for patch repair in concrete and masonry. This can be applied from 20mm to 50mm thickness of vertical walls.\r\n2.	Use Renderoc FC for the repair in concrete surfaces and masonry units from 3mm to 10mm depth.\r\n3.	Use Renderoc LA Xtra for structural repairs like honeycombs, from 50mm to 200mm depth and in structural repairs of columns, beams and other load bearing structure.\r\n4.	Use CEBOND for the repairs of crack and holes in concrete floor.\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Concrete Repair Material', 'Complete', '2013-09-23', 0, 27, 0, 46, 'L-215/13', '2013-09-17', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(258, 280, 43, 'SAPMT has reviewed the subject submittal dated September 08, 2013 and has the following comments:\r\n\r\n1.	This submittal includes security and communication drawings only and still not the complete 50pc DD package. Submit a final 50pc DD for our record.\r\n2.	While SAPMT has been providing comments on the security and communications 50pc DD via email dated September 09, 2013, same are attached herewith again.\r\n3.	ICC shall consider these comments for 90pc DD submission, as agreed in design progress meetings.\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Communication', 'Complete', '2013-10-10', 0, 27, 0, 46, 'L-207/13', '2013-10-10', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(259, 281, 43, 'Weekly Progress Report No. 03', 'Progress Report', 'Complete', '2013-09-25', 0, 32, 0, -1, 'for Info. Only', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(261, 282, 43, 'SAPMT has reviewed the subject submittal dated September 11, 2013 and has no objection. However, it is contractor’s responsibility to ensure full compliance with the Saudi Aramco standards and specifications.\r\n\r\nShould you have any questions, please contract Fahad A. AL-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Filler Board', 'Complete', '2013-10-01', 0, 27, 0, 46, 'L-221/13', '2013-09-30', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(262, 283, 43, 'SAPMT has reviewed the subject submittal dated September 11, 2013 and has no objection. However, it is contractor’s responsibility to ensure full compliance with the Saudi Aramco standards and specifications.\r\n\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Injectable Mortar', 'Complete', '2013-10-01', 0, 27, 0, 46, 'L-222/13', '2013-09-30', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(263, 290, 43, 'Noted.', 'Immediate Concern', 'Complete', '2013-09-28', 0, 25, 0, -1, 'for Info. Only', '2013-09-16', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(264, 288, 43, 'SAPMT has reviewed the subject letter no. KPSS/SA/B/MUN/13/0087 dated September 15, 2013. ICC shall ensure that all performance requirements given in the scope of work are adhered with, no matter which rating standard or terminology is adopted for testing. The final product must meet or may exceed the required criteria at no extra cost to SAPMT.\r\n\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Crash Rating', 'Complete', '2013-10-11', 0, 27, 0, 46, 'L-223/13', '2013-10-10', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(265, 285, 43, 'SAPMT has reviewed the subject submittal dated September 10, 2013 and has the following comments:\r\n\r\n1.	The finish date at WBS Level Schedule and Detailed Schedule is different. For Example: Finish date of “Construction of Security Systemsâ€ at WBS Schedule is June 27, 14 whereas it is shown in detailed schedule as October 17, 2014. Similarly it is not match for all Construction WBS’s and Procurement Delivery & Milestone WBS’s. It shall be verified and corrected.\r\n2.	Milestone completion for “Submittals of all Documentation requirements-MS 1170â€ and “Complete Spare Parts Data Packages for all Equipment-MS 1160â€ are unrealistic. It shall be revised and show the realistic completion date.\r\n3.	Milestone completion date for MS 1180 and MS 1190 is not in align with its Activity completion date (Refer Activity ID PRC 1050 & DMOB 1000 respectively).\r\n4.	Budgeted Labor Units loaded in Primavera and shown in Progress Measurement System is not matching.\r\n5.	The activities for 90% Design completion represent unrealistic date. For Example: 90% Detailed Design completion is shown as August 25, 2013(Refer ED-1070) and 90% Design Review by Aramco is shown as Aug 26, 13 to Sep 01, 13(Refer ED-1080). Such mistakes would lead a negative progress variance immediately after approval of Revised Schedule. Review the dates properly and project the realistic date.\r\n6.	Installation of Switch Gears, Diesel Generator and Automatic Transfer Switch is missing in the Schedule(Refer Price Schedule C 1.3.2.4, 40, 30 & 50)\r\n7.	Activity description under Pre commissioning is mentioned as “Construction of Ditch, Construction of Fence, etc.â€ which is incorrect. It shall be modified.\r\n8.	Don’t combine the activities. For Example: “RC Horizontal Beams & RC Retaining Wallsâ€, “Select Fill, Compaction & Blindingâ€, etc. Also, Activity description shall be self-explanatory, Meaningful (Do not use as title, Example: Vapor Barrier, Mix Soil, etc.,) and spelled properly (For Example Refer EPS 1010, CDBZA-1000, CDBZA-1010, CDBZA-1040, CDBZB-1000, CDBZB-1010, etc.).\r\n9.	There is no significant improvement found in detailing/listing of Procurement items in schedule. It shall be listed/elaborated further in align with Price Schedule C.\r\n10.	Construction Activities which is having large duration (More than 2 Calendar Months) will have difficulties during monitoring. So it shall be relooked and detailed further.\r\n11.	Schedule shall display Revision table at bottom right corner along with Revision, review and approval details.\r\n12.	Procurement Progress Measurement sheet and S Curves are mandatory for submission which is missing in the submission.\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Project Schedule', 'Complete', '2013-09-23', 0, 27, 0, 46, 'L-212/13', '2013-09-15', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(266, 286, 43, 'SAPMT has reviewed the subject submittal dated September 18, 2013 and has the following comments:\r\n\r\n1.	Mr. Arch Yaser Bakdash introduced himself as Technical Manager, Whereas ICC Project Organization Chart shows as Engineering Manager.\r\n2.	The candidate is conditionally approved for 3 months as a probation period.\r\n3.	 It is important that the candidate is someone who ICC can trust for the whole project cycle without having to replace.\r\nShould you have any questions, please contract Fahad A. AL-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Engineering Manager', 'Complete', '2013-10-10', 0, 27, 0, 46, 'L-219/13', '2013-10-10', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(267, 287, 43, 'Weekly Progress Report No. 04', 'Progress Report', 'Complete', '2013-09-25', 0, 32, 0, -1, 'for Info. Only', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(268, 289, 43, 'The Subject Letter is replied by ICC and for information only.', 'Grading & Drainage', 'Complete', '2013-10-28', 0, -1, 0, -1, 'For Info. only', '2013-10-29', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(269, 291, 43, 'SAPMT comments has been noted. This is only for information.', 'Relocation of Utilities', 'Complete', '2013-09-29', 0, 25, 0, -1, 'for Info. Only', '2013-09-14', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(270, 292, 43, 'Minutes of Design Meeting No. 016', 'MOM-D16', 'Complete', '2013-09-28', 0, 25, 0, -1, 'for Info. Only', '2013-09-02', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(271, 293, 43, 'Minutes of Design Meeting held in Khober SCEC Design Office No. 17', 'MOM-D17', 'Complete', '2013-09-28', 0, 25, 0, -1, 'for Info. Only', '2013-09-09', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(272, 294, 43, 'Comments on 50pc Design Security & Communication from SAPMT & SAPID.', 'Security & Comm.', 'Complete', '2013-10-28', 0, -1, 0, -1, 'For Info. only', '2013-10-29', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(273, 295, 43, 'SAPMT has reviewed the subject submittal dated September 02, 2013 and has no objection with the following comments:\r\n\r\n1.	Budgeted Labor Units loaded in Primavera and shown in Progress Measurement System is not matching for few activities. For Example, all the Excavation activities under Construction. It shall be rechecked to avoid typographical errors.\r\n2.	Mobilization activities scheduled to complete on September 25, 2013 which is unrealistic. So, it shall be corrected considering the current progress.\r\n3.	Procurement S Curve is not in align with Procurement Progress Measurement Sheet. For Example, Material submittal for many items are commencing on September 28, 2013, whereas S curve shows its commencement on October 05, 2013 to October 11, 2013. Plotting of S curves shall be verified and to be corrected accordingly.\r\n4.	As per the revised schedule, Procurement and Construction activities are scheduled to commence from October 2013. Contractor should clarify the strategy of the actual progress % reported till September 21, 2013(i.e. Procurement - 2.80%, Construction - 4.42%) since the reported actual progress can’t be taking back.\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Project Schedule', 'Complete', '2013-10-02', 0, 27, 0, 46, 'L-229/13', '2013-10-01', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(274, 296, 43, 'Minutes of Design Meeting held in Khober SCEC Design Office', 'MOM-D15', 'Complete', '2013-09-28', 0, 25, 0, -1, 'for Info. Only', '2013-08-19', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(275, 297, 43, 'SAPMT has reviewed the subject submittal dated September 18, 2013 and has no objection with the following comments:\r\n\r\n1.	Contractor is advised to follow-up the closing of NCR.\r\n2.	All related documents must be stored for retrieval.\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Audit Report', 'Complete', '2013-10-10', 0, 27, 0, 46, 'L-230/13', '2013-10-10', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(276, 298, 43, 'SAPMT has reviewed the subject submittal dated September 18, 2013 and has the following comment:\r\n\r\n•	Robert V. Bandalan was interviewed and found competent to be a Junior Safety Officer due to little experience. However, ICC is advised to continue developing key personnel required for the project.\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Safety Officer', 'Complete', '2013-10-11', 0, 27, 0, 46, 'L-244/13', '2013-10-10', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(277, 299, 43, 'Minutes of Weekly Progress Meeting No. 01', 'MOM-P01', 'Complete', '2013-09-28', 0, -1, 0, -1, 'for Info. Only', '2013-09-04', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(278, 300, 43, 'Minutes of QAQC Weekly Meeting No. 01', 'MOM-Q01', 'Complete', '2013-09-28', 0, -1, 0, -1, 'for Info. Only', '2013-09-15', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(279, 301, 43, '', 'Topographic Survey', 'Complete', '2013-10-28', 0, -1, 0, -1, 'For Info. only', '2013-10-29', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(280, 302, 43, 'Please find enclosed two (2) hard copy sets and two (2) sets of CD’s of 90% Detailed Design of KAUST Perimeter Security Systems for your review and comments. Please provide your comments on or before Tuesday, October 22, 2013.\r\n\r\nMoreover, you are kindly requested to attend the technical review meeting “KAUST Perimeter Security Systemsâ€ that will be held on Tuesday and Wednesday October 29 & 30, 2013 at 08:00 AM in SCEC conference room, Al-Khober.\r\n\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', '90% Design', 'Complete', '2013-10-05', 0, 27, 0, 46, 'L-220/13', '2013-09-30', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(281, 303, 43, 'SAPMT has reviewed the subject letter no. KPSS/SA/B/MUN/13/0098 dated September 21, 2013 and has the following comments:\r\n\r\n1.	ICC shall provide a drawing highlighting all locations, areas, and lengths where the work cannot be done due to interface with existing cables.\r\n2.	ICC shall exercise extreme care while working in areas which are in the vicinity of existing cables.\r\n3.	ICC shall be responsible for any untoward incidences or damages to existing facilities.\r\n\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'STC', 'Complete', '2013-10-10', 0, 27, 0, 46, 'L-239/13', '2013-10-10', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(282, 304, 43, 'SAPMT has reviewed the subject submittal dated September 18, 2013 and has no objection. However, it is contractor’s responsibility to ensure the full compliance of Saudi Aramco standards and specifications.\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Saudization Report', 'Complete', '2013-11-23', 0, 25, 0, 46, 'L-298/13', '2013-11-23', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(283, 305, 43, 'Monthly Progress Report has been reviewed by Mr. Seenivasan N. & Mark Guillermo but no comments.', 'Progress Report', 'Complete', '2013-09-29', 0, 32, 0, -1, 'for Info. Only', '2013-09-28', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(284, 306, 43, '', '', 'Complete', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(285, 307, 43, 'Approved Payment Application No. 02', 'Invoice', 'Complete', '2013-09-28', 0, 27, 0, 46, '', '0000-00-00', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(286, 308, 43, 'Approved Payment Application No. 03', 'Invoice', 'Complete', '2013-09-28', 0, 27, 0, 46, '', '2013-09-19', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(287, 309, 43, 'SAMPT has reviewed your subject letter no. KPSS/SA/B/MUN/13/0097 dated September 17, 2013 and has the following comments:\r\n\r\n1.	ICC’s claim of 84% for “Issue 90% Engineering Design Packageâ€ is not approved. SAPMT will accept your claims under this heading only if your design progress had achieved 90% milestone. Not partial payment will be considered for this claim. \r\n\r\n2.	ICC’s claim of additional 20% for mobilization under item 10 of Construction section is also not acceptable. The overall progress percentage for this item should remain at 70% as before.\r\n\r\n3.	ICC should submit a letter certifying that all personnel associated with this project have been paid their salaries, including proof of payment to the design consultant, as per requirement of paragraph 31.1 of Schedule A of the Conditions of Contract. \r\n\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Invoice', 'Complete', '2013-10-02', 0, 25, 0, 27, 'L-235/13', '2013-10-01', 0, '', '', '', '', 'R-17');
INSERT INTO `submittal` VALUES(288, 310, 43, 'Minutes of Design Meeting held in Khober No. 014', 'MOM-D14', 'Complete', '2013-09-28', 0, -1, 0, -1, 'for Info. Only', '2013-07-25', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(289, 311, 43, 'The Submittal has been pulled out as per instruction of ICC Procurement.', 'Pulled Out', 'Complete', '2013-09-28', 0, -1, 0, -1, '', '2013-09-25', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(290, 312, 43, 'Weekly Progress Report No. 05', 'Progress Report', 'Complete', '2013-09-27', 0, 32, 0, -1, 'for Info. Only', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(291, 313, 43, 'The Attached Email received from the Designer SCEC and is for information.', 'Corridor measurement', 'Complete', '2013-10-28', 0, 25, 0, -1, 'For Info. only', '2013-10-29', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(293, 33, 43, 'In reference to the submittal Number RTA-001 Rev. 0, Mr. Abdul Rasheed has been approved conditionally as QA Manager for KAUST Perimeter Security Systems contract for only six (6) months starting February 02, 2013.', 'QA Manager', 'Complete', '2013-10-28', 0, 27, 0, 26, 'L-017/13', '2013-02-19', 0, '', '', '', '', 'R-19');
INSERT INTO `submittal` VALUES(294, 332, 43, 'The Contractor cannot start work on the portion of Kaust Perimeter Security System on the east side of Kaust, starting from the Kaust Bridge near Gate 1 running towards Gate 2. The cold work permit requested by the contractor to start work was denied on a basis which requires departmental coordination with utility companies like STC, Mobiliy, SEC and ITC. //The above contradicts with the minutes of meeting signed by SAPMT, FPD, and KAUST on July 31, 2011, where it is clearly agreed that relocation of all utilities shall be coordinated by KAUST. According to the agreement the coordination or the relocation of utilities from the project site should have been done a long time ago. Various reminders were sent to KAUST to avoid the current situation. //Based on the above the work will not commence till the above problem is resolved by KAUST.\r\n\r\nThe Letter was cancelled by Fahad A. Al-Balawi on the base that the issue is going to resolve as per discussed in meeting with Proponent.', 'Obstacles', 'Complete', '2013-11-04', 0, -1, 0, -1, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(295, 318, 43, 'SAPMT has reviewed the subject letter no. KPSS/SA/B/MUN/13/0114 dated September 29, 2013 and has the following comments:\r\n\r\n1.	The drawings shall be in color and of appropriate size to make it readable.\r\n2.	Create a DCL for shop drawings and sketches being issued by ICC and every sketch or shop drawing shall follow a numbering system.\r\n3.	Only self-contained mobile containers and toilets are allowed on the project site at approved distances.\r\n4.	Provide temporary sheds/umbrellas for site engineers to avoid dehydration.\r\n5.	It is contractors responsibility that there are no security violations committed by the ICC manpower while working on site.\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Site Facilities', 'Complete', '2013-10-11', 0, 27, 0, 46, 'L-246/13', '2013-10-10', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(296, 333, 43, 'Comments on 90pc Detailed Design have been provided to ICC at various intervals via emails as received from various reviewers from proponent side, SAPID, LPD, CSD, Fire Protection and SAPMT. Technical review Meetings were held by all concerned parties to discuss the comments on 29 and 30 October 2013. ICC shall incorporate all comments in the 100pc detailed design and issue IFC on planned dates.\r\n\r\nShould you have any questions, please contract Sohail Moughal, Project Engineer on Tel. No. +966 12 422 4570.\r\n', '90pc Drawings', 'Complete', '2013-11-22', 0, 25, 0, 46, 'L-293/13', '2013-11-23', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(297, 334, 43, 'Comments on 90pc Detailed Design have been provided to ICC at various intervals via emails as received from various reviewers from proponent side, SAPID, LPD, CSD, Fire Protection and SAPMT. Technical review Meetings were held by all concerned parties to discuss the comments on 29 and 30 October 2013. ICC shall incorporate all comments in the 100pc detailed design and issue IFC on planned dates.\r\n\r\nShould you have any questions, please contract Sohail Moughal, Project Engineer on Tel. No. +966 12 422 4570\r\n', '90pc Drawings', 'Complete', '2013-11-22', 0, 25, 0, 46, 'L-294/13', '2013-11-23', 0, '', '', '', '', 'R-16');
INSERT INTO `submittal` VALUES(298, 335, 43, 'Saudi Aramco PMT offices shall be closed from 14 October 13 to 17 October 13. SAPMT wishes all the stakeholders a very Happy Eid-Al-Adha.', 'Eid ul Adha Holidays', 'Complete', '2013-10-28', 0, 25, 0, -1, 'For Info. only', '2013-10-12', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(299, 336, 43, 'SAPMT has reviewed the subject letter no. KPSS/SA/B/MUN/13/0118 dated October 02, 2013 and has no objection. However, it is contractor’s responsibility to ensure full compliance with the Saudi Aramco standards and specifications.\r\n \r\nShould you have any questions, please contact Sohail Moughal, Project Engineer on Tel. No. +966 12 422 4570.\r\n', 'Safety Report', 'Complete', '2013-10-24', 0, 25, 0, 27, 'L-146/13', '2013-10-22', 0, '', '', '', '', 'R-17');
INSERT INTO `submittal` VALUES(300, 337, 43, 'SAPMT has reviewed the subject submittal dated September 29, 2013 and has accepted with the following comments:\r\n\r\n1.	ICC and subcontractors shall designate related technical personnel to act as main point of contact and for ICC to efficiently supervise the work of subcontractors.\r\n\r\n2.	Provide separately a list of all third party companies being employed for the project. ICC shall ensure that more than one third party companies are submitted by ICC and approved by SAPMT for the project, so that the work on the project is not hindered.\r\n\r\n3.	ICC shall provide the arrangements for carrying out electrical and mechanical work.\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.\r\n', 'Subcontracting Plan', 'Complete', '2013-11-04', 0, 27, 0, 26, 'L-252/13', '2013-11-04', 0, '', '', '', '', 'R-19');
INSERT INTO `submittal` VALUES(301, 338, 43, '', '', 'Pending', '', 0, 0, 0, 0, '', '0000-00-00', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(302, 340, 43, 'SAPMT has reviewed the subject submittal dated October 02, 2013 and has the following comments:\r\n1.	The CV of Mr. Virgilio G. Aquino Jr. is accepted for coordination between the designer (SCEC) in Al-Khobar and site construction activities in Thuwal and shall be responsible for the following;\r\na.	For prompt clarification of IFC drawings, if required\r\nb.	For verification/concurrence of shop drawings, as necessary\r\nc.	To assist in preparation of as-built drawings\r\nd.	For revision control\r\ne.	To maintain a complete design, specifications and standards related archiving system for the project\r\nf.	To be stationed on site\r\n2.	The approval is granted for a period of 3 months for the subject post for the project of “KAUST – Perimeter Security Systemsâ€, after which a decision shall be made for continuation for remaining duration of the project.\r\nShould you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393\r\n', 'Project Coordinator', 'Complete', '2013-10-25', 0, 27, 0, 26, 'L-140/13', '2013-10-24', 0, '', '', '', '', 'R-19');
INSERT INTO `submittal` VALUES(303, 339, 43, 'Minutes of Weekly Progress Meeting # 03', 'MOM-ICC-P03', 'Complete', '2013-10-28', 0, -1, 0, -1, 'For Info. only', '2013-10-29', 0, '', '', '', '', '');
INSERT INTO `submittal` VALUES(305, 324, 43, 'SAMPT has reviewed your subject submittal dated September 18, 2013 and has no objection with the following comments:\r\n\r\n1.	This Method Statement is acceptable for areas where there are no interfaces with underground or above ground utilities.\r\n2.	ICC shall submit a separate method statement for every location with a problem that requires a special procedure especially while interfacing with underground and above ground utilities.\r\n3.	Mention the Quality/ RFI requirements for verification of depths and elevations along with standard forms and templates.\r\n4.	Mention excavation checklists required to follow safety requirements.\r\n5.	According to SAES-A-114, fill materials shall be placed in lifts not exceeding 200mm in loose depth. Any standards referring to other depths shall be mentioned in the Method Statement.\r\n6.	All applicable standards shall be mentioned either in the references section or within the clauses of the method statement.\r\n7.	It is contractor’s responsibility to meet with the Saudi Aramco Quality and Safety standards and perform works according to approved scope of work and drawings.\r\n\r\nShould you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393\r\n', 'Method Statement', 'Complete', '2013-10-07', 0, 27, 0, 46, 'L-237/13', '2013-10-01', 0, '', '', '', '', 'R-16');
