The concrete strength of 14MPa is for stripping only as per PCI, section C4.20.3 and not for handling/lifting and transporting of precast structures.

2.     Provide list of controlled/updated copy of allocated fire extinguisher.

3.     Revise the submitted Project Organization Chart, this shall be controlled and shall be arranged according to the correct level of sequence i.e. from Saudi Aramco (SAPMT and SAPID) to main contractor to sub-contractor up to the level of approved third party civil testing Laboratory and ready mix concrete supplier.

4.     Revise the equipment list showing the controlled serial, machine and model number and reflect the revision number in the document.

5.     Complete the storage and curing area for the precast concrete structure. The area shall be leveled and paved.

6.     Relocate existing perimeter fence to accommodate the storage and curing area.

7.     Provide proper storage racks, i.e vertical racks or A-frame for precast wall panels.

8.     Complete installation of molds for walls, footings and columns with proper identification for traceability.

9.     Concrete sampling and testing shall be performed by approved third party civil testing laboratory only.

10.     Provide fabrication yard for precast reinforcement bars with complete tools and equipment.

11.     In general information of Appendix A-2, section I-4, specify precast structures i.e. perimeter fence, columns, footings, columns and electro-mechanical utility precast concrete structures.

12.     Curing bath temperatures must be closely monitored and records kept for SAPMT inspection.

 

Should you have any questions, please contact Sohail Moughal, Project Engineer on Tel. No. +966 12 422 4570.

                                                                                   

 

