SAPMT has reviewed the subject submittal dated September 01, 2014 and has no objection. However, IC is urged to ensure that the following activities are reflected appropriately in the plan:
1.	Civil works for package substation.
2.	Radio Frequency Identification (RFID) system with activity ID CSF-1050 to 1080 shall be deleted. RFID is part of SACS system and must be included under activity SDF-1010.
3.	Upgrading the existing guardhouse.
4.	Demolition of existing turnstile.
5.	The construction schedule of IDAS system (activity ID CSF-1000) must be adjusted according to the readiness of the security corridor KPSS wall and maintenance road schedule.
6.	Construction schedule of Batteries, Chargers and UPS inside JFCC building.
7.	Specify which activity Fire water/Portable water lines belong to.
8.	Specify if holding tanks, oily tanks were included in the buildings.
9.	Pavilion is missing in the procurement plan.
10.	Include the MEP commissioning schedules.
11.	Provide the Procurement, and Construction Schedule of Switchrack.
12.	Provide the construction schedule of Generator buildings.
Should you have any questions, please contact Dr. Ahmed S. Khogeer, Senior Project Engineer (A) at 012 422-4423.