1. ICC wanted to kick CELLEX out of the project due to their internal issues, But ICC options to provide MEP contractor not yet arrange nor finalized. Delay and Standby time for MEP works will be expected due to this non-availability of MEP contractor.
2. Letter of Credit (LC) for Bahara Cables not yet finalized, Bahara Cables has to send delivery date of the all cables.
3. Anchor bolts and partial delivery of the 10 meter lighting poles still not yet recieve due to LC issue with Babtain. 
4. ICC failed to provide copies of LC information with vendor acceptance for the following long lead items, Switchgear, Package Substations, LV panel, Lighting Fixtures, Switchracks.
5. ICC procurement for all consumable items such as grounding rods, Sleeves and Conduits for ductbanks are still not available in site.
6. SEC ductbanks and sleeves not yet started, even the change order agreed quantities were completed last October of 2014, due to non-availability of required resources.
7. ICC had conducted several recovery schedule but without increasing the number of resources, the new schedule will be useless.