SAPMT has reviewed the subject letter no. KPSS/SA/B/AKR/14/0813 dated September 17, 2014 and has no objection with the following comments:
1.	The work was on hold for buildings related to the gate for 3 days only, after which the work resumed normally. This gap is insignificant because work on many other buildings like the JFCC, QRT, guardhouses or UPS buildings was not affected and IC resources could be rescheduled/ redeployed to other buildings which are under construction or pending start of construction.
2.	IC is urged to ensure completion of buildings by March 2015 according to the revised schedule. IC shall expedite works on all buildings by preparing pending shop drawings and deploying more resources.
Should you have any questions, please contact Sohail Moughal, Project Engineer at 012 422-4570.
