The progress slippage has reached to 66.46 % for Procurement and 10.84% for construction (as on February 28, 2014) as compared to the approved baseline schedule. Contractor is advised to submit the recovery plan and course/ list of recovery actions immediately in accordance with the Progress review meeting # 23A held on February 26, 2014.