SAPMT has reviewed Mobilization Schedule which must be revised and resubmitted including the following:

1.	Site Survey.
2.	Geotechnical Investigation Report(Study, Report Submission, comments, Approval)
3.	Environmental Impact Assessment
4.	Procurement Plan(Submission, comments, Approval)
5.	Project Quality Plan(Submission, comments, Approval)
6.	Project Organization Chart(Submission, comments, Approval)
7.	Project Execution Plan(Submission, comments, Approval)

Should you have any questions, please contact Fahad A. Al Balawi, Senior Project Engineer at Tel No.: 422-4393.
