1. The first subcontracting Plan was submitted by IC in April 2013, and since then atleast 8 submissions have been made by IC but the current submittal still mentions that it is revision 2 with a rev code E. 
2. Names and Contact details of the primary points of contact nominated from both parties for any subcontract shall be provided.
3. IC shall expedite the approval process of Subcontractor names mentioned but not approved. 
4. In a seperate submittal provide the list of manpower with their CVs and equipment proposed for completion of MEP works which are to be done by ICC. 
5. Testing and commissioning of electrical equipments such as but not limited to LV panel boards, Switchracks, Switchgears, Package Substations, HVAC Air Balancing, shall be executed by an approved thirdy party.
6. The work order for building works shall include the names of buildings and extent of external works around the buildings. 
7. Suggest name of the contractor nominated for building finishes, fenestration and hard and soft landscaping around buildings.
8. Suggest name of contractor nominated for patrol roads, chainlink fencing, metal works/ steel structures etc.