SAPMT has reviewed the subject submittal dated October 09, 2013 and rejected with the following comments:

1.	Dates in Procurement Plan are not aligned with the Procurement Measurement Sheet as per Approved Project Schedule Rev. 1
2.	Plan dates shall be entered in “Pâ€ row instead of “Fâ€ row.
3.	Forecast Dates shall be provided only when there is slippage expected in Plan Dates. It has to be entered as “Fâ€
4.	Add P, F and A to the legend.
Should you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.
