* Claim on Issue of 100% IFC(1.1.100) is not acceptable. Still 90% Review only in Progress.
* Claim on Site Prepration(1.3.2.1.10) is progressed 31%(Cumulative). So, Contractor claim 40% Shall be resuced to 31%.