The interface matrix submitted is incomplete, ICC needs to provide a dedicated team as per schedule B contract. The current interface coordinator assigned by ICC dont have any means of vehicle to do his task in coordinating the issue with other sub-contractors like Nassir Bin Hazza (for Culverts), for Al-Muhaidib (existing pond), for owners of private houses so it can be highligted to KAUST.

Moreover, the service provider which was identified was only for STC and Mobily, for ITC, it was not identified by ICC in the submitted interface matrix.

ICC needs to be advised also that they need to steak out the fence thru visual flags, so it is very easy to identify the encroachments.