1. ICC shall conduct site survey to locate all the affected existing facilities and cables with reference to the coordinates mentioned in the as-built drawings and propose methods of securing cables used for both SONAR and RADAR without affecting or interrupting the service. //3. A schedule detailing the activities and duration of works has to be included and submitted for approval. //4. ICC shall submit list of personnel with certifications approved by SAPMT on performing the fiber cable splicing, termination and testing.// 5. A complete method statement integrating all works including civil, electrical, communications, security, environment, safety, quality, traffic, access permissions shall be submitted instead of providing incomplete and non-coherent documents.// It is advisable to start the schedule with works requiring lesser interfaces, like dismantling works of treatment plant etc.