SAPMT has reviewed the subject letter no. KPSS/SA/B/ANW/14/0581 dated May 13, 2014 and has rejected with the following comment:
•	Based on the fact that all resources, i.e. manpower, equipment and materials could be used on other activates in the project, which IC failed to plan and start on time, any claims on this issue are rejected by SAPMT.
Should you have any questions, please contact Sohail Moughal, Project Engineer on Tel.  No. +966 12 422 4570.
