According to project management team for the Flood control project, both the areas at Wadi Wesami and Wadi Khulais shall be completed by March 15, 2014. Meanwhile IC is urged to complete its planning for the activities in these areas and provide the following;
1. Shop drawings for Culvert at Wadi Khulais//
2. Shop drawings for interfaces between the ditch and the culverts//
3. Prequalify the subcontractor to complete the job if necessary//
4. Submit the scope of work for SAPMT approval for construction of culverts, if to be subcontracted//
5. Provide details of site engineer and other related staff qualified and experienced to perform works for culverts and realted MEP/ security installations
6. Provide shop drawings for security grills and other irelated items and Provide materials data for crash rated bollards and other similar items to be used on culverts
