1. Lighting fixtures shall be 250W,230V MH Lamp
2. Ensure that the rebar and anchor bolt details are placed in the precast moulds as discussed, in order to avoid any movement during pouring and to ensure that the spacing between anchor bolts is exactly according to the holes on the base plate.
3. Revise the drawing and acquire designers concurrence before the foundations are released from the yard.
4. The damp proof/ water proof coating shall be done on the foundations in the yard after 70% strength is achieved.
5. Ensure that casting for pole foundations is finished before 10 November 2014 according to the tracking schedule for KAM road submitted by the contractor. This may require at least 50 moulds to be poured everyday in the yard, keeping in view the required curing times and timely release to the site for installation.
6. Ensure that all related fixtures like fuse boxes are procured to expedite cable terminations.
6. It is contractors responsibility to ensure that all works are done according to related Saudi Aramco standards.