Reference is made to the above mentioned subject; some activities need immediately action to avoid delay on other activities such as internal finishing of buildings, underground utilities …etc. which are mentioned below:
•	The contractor did not submit Manifold package for approval.
•	Missing some materials including pipes and pipe fittings.
•	Required certified RTR  Pipe fitter ( which is required for FW/PW Tie in ).
•	The contractor did not commence the valve boxes and manholes (30 Valve boxes & Manholes) at both gates.
•	Missing shop drawings
SAPMT observed a lack of coordination, insufficient manpower and absent of construction superintendent (Mechanical Engineer) who is a key personal as per SCH-B para 1.1.17.
