IC request for consideration cannot be entertained based on the following reasons;

1.	The importance of KAM road has been stated to IC all along the project and as early as the detailed design phase, and that’s why IC submitted and SAPMT approved a baseline schedule with KAM road to be completed in March 2014, IC could not complete and requested a time extension.
2.	According to the revised schedule the wearing course for KAM road was to complete on 20th October 2014 and was still delayed by more than a month.
3.	SAPMT has the right to request the contractor to expedite activities and add more resources to recover from delays.
4.	Contractually SAPMT has the right to ask IC to revise the Project Execution Plan as required throughout the execution of work. (Refer to para 5.3 of Schedule-B)
 Should you have any questions, please contact Sohail Moughal, Project Engineer at 012 422-4570.
