It is requested to allow access to Marine gate area so that the works for precast wall, gatehouse and the guardhouse can carry on. The permission to access the area was allowed by KAUST but rejected by National Guards. 

The existing chainlink fence is closed from the east enterance but wide open on the south side for any possible intrusions and hence can not be considered as a security feature. The road to the chainlink gate has also been declared redundant due to the MOT bridge construction and any future access from public will be blocked.

Most of the wall construction in the north is completed. The above mentioned obstacle has been pending for a long time and if not resolved in this week the project completion will be delayed.

