The following contractual milestones were not achieved as of 27 April 2013.

Milestone Event	Number of Consecutive Calendar Days/ Date from the Effective Date of the Contract	Due date	Delay as on April 27, 2013
Site Surveys Completed	60	3/26/2013	-31
Submission of Geotechnical Investigation Report	75	4/10/2013	-16
Complete Environmental Impact Assessment	75	4/10/2013	-16
Submission of Project Execution Plan (PEP)	60	3/26/2013	-31
Submission of Procurement Plan and Quality	60	3/26/2013	-31
Submission of Work Schedule	60	3/26/2013	-31
Approval of Work Schedule	90	4/25/2013	-1
