1. SAPMT believes that IC has delayed the preliminary works required at Wadi Khulais culvert, which could have been done without waiting for completion of works by the other contractors working in the area.
2. SAPMT belives that IC has delayed all backfilling works so far, especially for the nearby security buildings at gates. With such speed of progress it seems IC is no position to claim to be rerady for work on any other areas.
3. The referred slab does not affect the IC scope of work in any way.
4. The referred backfilling does not effect IC scope of work in any way.
5. IC shall 