1.The recovery plan should recuperate the schedule within few months.
2.SAPMT observed that IC did not comply with their recovery plan of some activities. 
3.IC should revisit the recovery schedule due to many comments such as:
   •Wadi Khulais Box Culvert date is not matching the date of the activities will install on it.
   •Remaining fence, Capping and spike should be completely installed at the same date of the zone completion date.
   •Relocation of fence and security system at 0+000 to 1+900 except Pond area should complete at the end of February 2015.
