Referring to the above mentioned subject SAPMT observed that IC and his subcontractor delayed the starting date of Sub-Base activity by one month at least as per IC daily tracking sheet report; planned start dates and the actual dates are:
STATION	PLANNED START DATE	ACTUAL START DATE
0+000 TO 1+900	5-May-14	4-Jun-14
1+900 TO 3+000	20-May-14	30-Jun-14
3+000 TO 4+066	20-May-14	15-Jun-14

IC and his subcontractor failed to finish the Sub-Base activity on time as demonstrated in the summery below:
STATION	PLANNED FINISH DATE	ACTUAL FINISH DATE
0+000 TO 1+900	20-May-14	24-Jun-14
1+900 TO 3+000	5-Jun-14	STILL WORKING
3+000 TO 4+066	5-Jun-14	STILL WORKING

For Base Coarse activity another failure and delay occurred by IC and his subcontractor as mentioned below:
STATION	PLANNED START DATE	ACTUAL START DATE
0+000 TO 1+900	10-May-14	18-Jun-14
1+900 TO 3+000	1-Jun-14	NOT START
3+000 TO 4+066	1-Jun-14	NOT START

This activity is still not complete till to date. In additional to what mentioned above there are many activities mentioned in IC daily tracking sheet report their planned start dates passed such as asphalt activity …etc.
