1. IC is not yet submitting material submittal for buildings such as doors, windows, paint, and other materials for building constructions. 
2. Many lighting pole, MIDS and Camera poles foundations were damaged during the removal process, IC has to conduct rectification in addition to a proper storage and handling.
3. Many fence and columns were damaged during the removal process, IC has to conduct rectification in addition to a proper storage and handling.
4. IC has to extend the lighting fixtures coverage in order to comply with KAUST Security comments.
5 - 6. IC has to put more efforts in providing quality material submittals.
7. Qualtiy Control personnels for Electrical and Communication is not yet available.
8. Not applicable anymore.
9. No feedback from IC
10. For interfaces issues in STC, Mobily, SEC and SWCC under process by SAPMT.
11. No need to wait for the handing over, IC has to start the shop drawing and related details for wadi wesami culverts.
12. No feedback from IC
13. The performance of Mr. Karar is still under evaluation.
14. Needs more improvement.
15. IC has to extent more in recruiting locals by going to the university and other manpower pooling strategy.
16. IC knows very well that ESE is always claiming issues such as out of scope items, during many occasions of progress meetings and in front of SAPMT. This issue of scope of work between has to be finalized by IC.
17. Needs more improvement.
18. Needs more improvement.
19. No feedback from IC
20. The performance of Mr. Karar is still under evaluation.