
The activities mentioned in your subject letter dated February 02, 2014 are not affecting the progress as there are various other locations in the project where ICC has failed to start work according to the schedule. Even on the activities which have started, ICC is behind schedule and continuously slipping at an exponential rate. Numerous meetings have been conducted with concerned parties, in every weekly meeting ICC has been requested to provide design and drawings according to Schedule-B para 3.5 regarding interfaces, several emails have been sent to ICC to provide the plans of interfaces and after almost 3 months of continuous requests ICC has finally provided a design on February 04, 2014 which has already been sent to SEC & KAUST.
ICC is urged to concentrate on achieving desired progress on all available locations instead of banking on minor interfaces which have zero impact on the progress.

Should you have any questions, please contact Fahad A. Al-Balawi, Sr. Project Engineer on Tel.  No. +966 12 422 4393.
