The notice to claim is rejected as the existing utilities are not causing delays to the project. There is more than 9km of wall to be constructed, many buildings are yet to be started and work on south culvert is on hold by IC because of technical issues to be resolved by IC.

Should you have any questions, please contact Sohail Moughal, Project Engineer at 012 422-4570.
