SAPMT has reviewed the subject submittal dated February 01, 2015 and has the following comments:

1.	The recovery plan should recover the schedule within few months.
2.	SAPMT observed that IC did not comply with their recovery plan of some activities.
3.	IC should revisit the recovery schedule based on following comments: 
•	Wadi Khulais Box Culvert construction date does not match with dates of the activities.
•	Remaining Fence, Capping and Spikes shall be installed completely at the date of zone completion.
•	Relocation of fence and security system at 0+000 to 1+900 except Pond area should be complete at the end of February 2015.
Should you have any questions, please contact Ahmed S. Khogeer, Sr. Project Engineer (A) at 012 422-4423.
