SAPMT has reviewed the subject letter no. KPSS/SA/B/MUN/13/0062 dated August 17, 2013 and has the following comments:

1.	The quantities and units for electrical equipment’s of procurement plan in item numbers 27, 28, 29, 30, 31, 32, 51, 57 are wrong.
2.	Item number 41 of procurement plan can be included in item 48.
3.	The dates shown in Procurement Plan are not matching with Project Revised Work Schedule. Hence, Contractor is advised to resubmit the Procurement Plan in align with Revised Work Schedule Rev-1.
Should you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.
