SAPMT has reviewed your letter no. KPSS/SA/B/AKR/14/0623 on May 31st 2014 and believes that there were many other open areas for work such as;
a.	Construction of Precast Fence.
b.	Relocation of existing KAUST fence at KAM Access Road.
c.	Construction of buildings at gate # 2 & 3 and south culvert.
d.	Earth works.
However, ICC has no right to claim standby time.

Should you have any questions, please contact Fahad Al-Balawi, Sr. Project Engineer at Tel No. +966 2 422-4393.
