SAPMT has reviewed the subject submittal dated November 27, 2013 and rejected with the following comments:

1.	The Submittal does not include all structural and architectural buildings. It is contractors responsibility to provide a complete and accurate Material Take-off (quantities) which includes all activities (and structures like Inspection pit, K-9 shelters etc.) according to the approved project schedule, and even more activities if needed, so that the performance and progress can be measured.
2.	Provide a table of contents showing all buildings and structures included in the MTO.
Should you have any questions, please contact Fahad A. Al-Balawi, Sr. Project Engineer on Tel.  No. +966 12 422 4393.
