The progress slippage has reached to 66.46% for Procurement and 10.84% for construction (as on February 28, 2014) as compared to the approved baseline schedule. Contractor is advised to submit the recovery plan and course/list of recovery actions immediately in accordance with the Progress Review Meeting # 23A held on February 26, 2014.
Should you have any questions, please contact Sohail Moughal, Project Engineer on Tel.  No. +966 12 422 4570.
