IC is requested to provide delay analysis report according to para 5.6.3.4 of SCH-B for the following activities;

1. SONAR System Cabling works completion has been delayed by xx months
2. For Vessel Barrier Assembly the contractor has been advised to continue at locations 2 and 3 according to IFC, while a variation has been agreed for Location 1. Procurement of various parts necessary to start the installation has been delayed and activity completion has been delayed by xx months.
3. Various technical submittals for the RADAR System have been delayed and the activity compeletion has been delayed by xx months.
4. Vehicle X-ray machines have been delayed by xx months due to incomplete conduit and cabling works. 

SAPMT has made several verbal requests during weekly meetings and also via letters L-1365/15 and L-1441/15,  where lack of Key personnel as per contractual requirements are adversely affecting the project progress. IC is urged to provide a plan of action in light of the approved schedule before 30 April 2015.

