1. IC shall ensure that all boulder accumulation/ spreading is finished before mid March 2015.
2. As the boulder spreading progresses near the mangroves, the mangroves can be removed and relocated on either side.
3. A list of machinery required to finish the actvity shall be included to show that the work is completed before mid March.
4. IC shall ensure that construction of security corridor with the new and old walls is completed before the end of April 2015.
5. IC planning department and construction dept shall closely watch the progress of this activity and update SAPMT on daily basis.
6. Total volume of boulders required shall be indicated. 