SAPMT has reviewed the subject submittal dated December 16, 2013 and has rejected with the following comments:

1.	Construction Progress Claim has been inflated by ICC and shall reflect the real construction works accomplished at site and the same has to be endorsed by SAPMT. Procurement Progress may get reduced for Civil & Structural material according to the progress measurement as agreed between SAPMT & ICC on December 16, 2013 at SAPMT office.
2.	Provide reasons for delays in progress and ways to recover.
3.	Two Weeks Look Ahead shall be included in the weekly progress report.
Should you have any questions, please contact Sohail Moughal, Project Engineer on Tel.  No. +966 12 422 4570.
