1.	All testing checklist should be as per the Manufacturer’s Testing Procedure.
2.	ICC ITP-T-004, Item # 3.1 (Z-Portal System Installation and Pre-Commissioning Visual Inspection) – Inspection Responsibility Assignments: Change W1 to H for Saudi Aramco.
3.	ICC ITP-T-004, Item # 4.1 (Pedestal Installation and Pre-Commissioning) – Inspection Responsibility Assignments: Change W1 to H for Saudi Aramco.
4.	Material receiving inspection item no. 2.5: For Quality procedure and records; change “SA-IC-P-3202â€ to “See Remarksâ€. For remarks, change to “See SATIP-P-104-01â€.
5.	Add one (1) item for installation and pre-commissioning task/activity of low voltage cables.
6.	Quality procedure and records include “See Remarksâ€. For remarks, indicate “See SATIP-P-104-01 and SATIP-P-111-01.
7.	Consider providing a commissioning checklist and procedure for the X-ray machine that shows the commissioning expectations with heavy and small vehicles to be used and objects that will be using for detection, ex-ammunition, or suspicious type contraband.
