1. A complete method statement integrating all works including civil, electrical, communications, security, environment, safety, quality, traffic, access permissions shall be submitted instead of providing incomplete and non-coherent documents.// 2. It is advisable to start the schedule with works requiring lesser interfaces, like dismantling works of treatment plant etc. //3. Provide detailed sketch of proposed temporary fence with coordinates and traffic diversions.//4. Stake out the proposed fence on site for visual understanding of all stakeholders. //6. Refer to SAPMT Letter No 