1. As per the submittal the delivery and installation will take 33 weeks which is not matching the recovery schedule submitted by the contractor for approval. The contractor should follow the recovery schedule. 
2. Yamamah Steel Industries Company 10014156 is approved in SAP system and procurement process shall start without further delay