The following information was provided to all the bidders before bidding regarding patrol road lighting and assocuated transformers. // a. Refer to IFB writeup PE-000002, page 7/71 // b. Refer to Q&A Item 12, Page 3/23.// c. Refer to addendum Dwg PA-000095 sheets 001-018 shoing lighting poles. //d. Refer to addendum Dwg PA-000095 sheets 003, 006, 009, 014, 017 shoing transformers.  // Based on the above references, it is quite clear that all requirements of streets lights on patrol road were adequately conveyed to all bidders in shape of addendums and pre-bid clarifications, when they were not indicated on the original IFB drawings. All addendums and pre-bid clarifications are a part of the agreed scoped of work. It is bidders responsibility to incorporate and consolidate all the information added to the initial conceptual basic design at pre-bid stage in an LSTK contract and develop a detaled design based on the agreed and signed scope of work. Furthermore, contractor must investigate all information provided and raise any ambiguities for clarifications before bidding. By accepting all the pre-bid information the contractor has agreed to accept all risks involved with the addendums etc. 

Referring to the meeting held on February 09, 2014, with IC and SCEC, where IC was adamant to declare the above work as out of scope, SAPMT does not agree with IC claims as explained above. IC is urged to provide adequate street lights, cables, terminations, transformers, distribution panels, and all related fixtures and fittings, including associated adjustments if any to the power source, and ensure that said work is completed in all respects to fulfil the desired purpose, according to SA standards.