IC is urged to refer to para 25 of the Schedule A and ensure that all costs to SAUDI ARAMCO resulting from suspension of work are are minimised. It has been observed that manpower is standing all day long on road sides along the ditch on the east side of Kaust boundary. Most of them are either unskilled or semi-skilled personnel which can be easily utilised on other long pending or slowly progressing activities like fense removal, geogrid/ geotextile installation, completion of installation of chain link fence, removal of street lights, construction of buildings etc. The fact that IC is delaying all techncial submittals and procurement related submitals to start various works can not be considered as an excuse for idling of manpower.