The submittal ignores many key planning factors required for the relocation. Organize the sequence of activities in a logical manner by ensuring that all necessary permits, documentation, site surveys, history reports, existing quantities, as builts etc are in place. // Provide the duration of each activity. //Provide a composite dwg on a large scale showing all utilities wrt KAM access road. //Provide more details if downtime is required for the existing RADAR and SONAR and how to avoid it. // Provide a sketch showing logistics and proposed alternate routes// reflect how you propose to ensure no breach in kaust security.// Provide details and qualifications of personnel working on IDAS relocation, FOC relocation, installation etc. //MS shall be signed by QA manager. // Show the start point and end point showing quantities of cameras, poles, FECs etc. // Propose a designated person to manage the relocation and submit the CV for approval.// Provide more detauils about existing lights, panel boards and lighting system. 