SCEC has to review once again the approved project proposal documents versus the 90% submittal document number VE-846472 page 64 of 68. As per KAUST comment item number 179, 185, 193, and 202, phase 800 instrumentation work has been introduce wherein, there is no such instrumentation appendix approved project proposal document.
Drawing PA-00381 and PA-000363 of 100% project proposal and IFB drawings, has never mentioned connecting the DDC to BMS or having allotted workstation in the JFCC control room. SAPMT thru ICC/SCEC has to finalize and define this additional requirement to KAUST since this VE-846472 page 64 of 68 document was already submitted to them.