1. The procurement progress is slipping because the POs for SACS, IDAS and Civil items have not been placed.//2. The progress of Shop drawings may be considered as a part of construction process and the percentage may be calculated as similar to the progress of construction. //3. Consider not using Construction Consumables as a part of the over all procurement weightage.//4. For the time being, the procurement progress may be shown with both methods i.e. uniform weightage method and price based weightage method.//5. Tables are showing areas with backfil and excavation at the same time. Site clearance shall not be merged with excavation. Related tables shall be revised. // 6. Refrain from inserting blank tables/ sheets with no inputs and resize the tables for ditches and fence making it similar to table for roads.// 7. Any reported progress in absence of approved MTO shall be subject to a revision.//8. IFC shall be issued before the end of November to avoid any delays in Engineering.