SAMPT has reviewed your subject letter no. KPSS/SA/B/MUN/13/0097 dated September 17, 2013 and has the following comments:

1.	ICC’s claim of 84% for “Issue 90% Engineering Design Packageâ€ is not approved. SAPMT will accept your claims under this heading only if your design progress had achieved 90% milestone. Not partial payment will be considered for this claim. 

2.	ICC’s claim of additional 20% for mobilization under item 10 of Construction section is also not acceptable. The overall progress percentage for this item should remain at 70% as before.

3.	ICC should submit a letter certifying that all personnel associated with this project have been paid their salaries, including proof of payment to the design consultant, as per requirement of paragraph 31.1 of Schedule A of the Conditions of Contract. 

Should you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.
