Construction works on KAM access Road have already started where earth works are being done and expected date for completion of construction works on KAM road is 30 August 2014. Needless to say that location of site near the Mangroves and restrictions due to the security of Naval base and delay in handover of areas from Navy might create obstacles in construction works. 

To expedite the construction of KAM access Road the following constraints are to be encountered;// 1. The intrusion detection system in the red zone, along the portion of KAM access road, which shares the border with NAVY, can be deactivated without the necessity of having the relocated systems energized in advance //2. The existing boundary wall can be removed in the red zone, along the portion of KAM access road, which shares a border with NAVY, without the necessity of having the new Boundary wall in place. We anticipate a response from you before December 25, 2013 so that the dismantling of existing wall and IDAS can start without constraints as soon as possible.

In case the above constraints which require more time due to stringent activity relationships are removed, the KAM access road can be completed before the schedule date by a period of two months. 