References are made to the above mentioned subject and further to your letter No. KPSS/SA/B/ANW/15/1164 dated May 03, 2015; the negative progress variance in procurement and construction are still growing every week since March 19, 2015. SAPMT informed IC Management in various meeting to complete the project as per the approved schedule, and IC committed to achieve a minimum weekly progress of 2% to recover some of the project delay.

Pursuant to the contract para 9.1 & 9.2 of SCH-A, Contractor’s failure to comply with the approved schedule constitutes a substantial breach of this contract.

SAPMT is requesting IC to provide causes of the delay and submit an updated recovery work schedule according to para 8 of SCH-A.

Should you have any questions, please contact Ahmed S. Khogeer, Sr. Project Engineer at 012 422-4423.
