1. As per the approved Schedule, the construction milestones of all building and security gates are 28 June 2015 while the actual situation is predicting a delay will occur sooner.
2. MEP drawings are taking more time than required. Contractor needs to concentrate more to finalizing this issue within a week.
3. As per the approved schedule the MV cables activities are late.
4. The MIDS, PTZ and SSD started with low production.
5. Concrete fence (Gate 1) not yet starts.
6. South beach activities are slow progress.
7. Asphalt works still on hold.
8. Relocation of security system and fence delay due to lack of material.
9. Due to the delay of Box culvert activities at Wadi Khulais it’s obvious the construction will not complete on time which is June 15, 2015.

The Para 9.1 of SCH-A is valid and declaring the situation and contractor has to make a major changing to recover the slippage. The slow progress and lack of some material are clear message that the contractor is suffering and will delay the handing over of the project on August 31, 2015.