Planned Dates for many items have already exhausted and ICC has been informed repeated to fix such mistakes in their submissions. examples are given below;
PO for Interlock for Ditch Concrete Hollow Blocks - 
Material Submittal for Planting Soil, Boulders, Road Signage & Markings, Plastering Accessories, Metal Doors - Material Approval for Sub base, Geo Textile, Curing Agent, Paints, etc., - 
Material Submittal for Package Substations, Switch Gears, Boxes, Wires & Switches, Electrical Conduits & Fittings, Cable Trays, Fire Alarm System, Data network System, etc., - 
Material Submittal for Potable & Fire Water Pipes, Valves & Acces., Fire Hydrants & Accs., Fire Extinguisher & Acces., Sewer FRP Manholes, uPVC Pipes, DDC Panel for HVAC, Diesel Generator, etc., - 
PO Placement for Security and Access Control System such as Reader Interface, Badging Stations, Operator workstations, Intercom Interface, Barriers & Turnstiles, SACS LAN Network, etc., It is the repeated comment on all revision of this document.