IC is urged to submit a Fabrication Plan and Schedule for all Concrete Structures as listed below which should have started much earlier according to the approved schedule. 

1. Communication Manholes 
2. Field Equipment Cabinet (FEC) Foundations 
3. IDAS Camera Pole Foundations 
4. Microwave Foundations 
5. Lighting Pole Foundations 
6. Foundations pads for equipments/ machines

These concrete works should start immediately and should be given priority since the fabrication process and concrete curing will take time and will affect the Completion of IDAS. Also include in your plan the status of all the embedded materials needed with their delivery date to site. 

It is also noted that no procurements related to security works e.G. VESSEL BARRIER, SONAR, RADAR, CAMERAS have been done so far and no specialty resources/ subcontractors have been employed for completion of OSP works and MEP works. IC is urged to provide a detailed plan of action to ensure that the project shall be delivered according to the approved schedule by the end of the week. 