1. Include New comm tower 
2. Include camera poles
3. ICC ITP-T-007 item No 4.1 and 4.2
4. Precommissioning/ commisisning is a hold point not a witness point
5. include Radar tower and LRC for material receiving inspection
6. provide manufacturers recommended testing procedures.
7. include UPS
