

IC proposal to acquire land from Navy has been rejected by KAUST and Navy. IC is urged to follow the scope of work and provide the following before 1 january 2016. 1. A method statement for backfilling and dewatering 2. A shop drawing concurred by project designer 3. A schedule to start and complete the subject work