A per planned production rate 18 numbers of each precast element (ie. panels, footings, columns and column caps) are to be produced daily. However, the average production in the month of  June was 11 panels, 13 footings, 12 columns and 6 column caps per day.  It has been observed that the average production rate in the month of July decreased to 7 panels, 9 footings, 9 columns and the column caps production has been put on hold. This delay is obviously associated with the unavailability of adequate resources. Based on the above findings and in order to meet the approved schedule by December 2014 as per contractual obligations the production rate should be increased to 29 numbers of each element/ day. IC is urged to provide means and methods to meet with its contractual obligations.
