With reference to IC request dated 06th July 2014 to extend the completion date (Final system acceptance) of the subject project, SAPMT has no objection to extend the contract completion & demobilization from site to 31st August 2015, while MCC shall be accomplished by 30th June 2015. The following conditions apply;
1.	The completion date is extended on contractors request to complete the scope of work as agreed at contract signing and thus shall not add any extra cost to Saudi Aramco.
2.	No further extension shall be allowed.
3.	A revised baseline schedule shall be submitted by IC for SAPMT acceptance.
4.	A revised milestones chart shall be submitted by IC for SAPMT acceptance.
5.	An extension status report shall be provided by IC every two months to show the variances between planned/ actual activities and invoice payments, proving IC adherence with the revised schedule.
6.	IC is advised to acquire or re-allocate as necessary its resources to meet with the new deadlines and milestones and not to postpone or slow down on-going activities.
7.	It is IC responsibility to deliver the lump sum project on turn-key basis according to the agreed scope of work and Saudi Aramco Standards.
Should you have any questions, please contact Sohail Moughal, Project Engineer at Tel No. +966 2 422-4570.
