Re-schedule of FAT to Feb16 is for pre-FAT only to check the physical installation of the system, thus as agreed and as per contractor's proposal to set the FAT date on Feb22 is accepted. Contractor shall ensure that the system is ready and will comply all the comments made by KAUST. Internal testing is highly advised on Feb 19 and 21 with SAPMT to ensure system readiness. 