ICC shall provide a list of all items which were raised during the 90pc DD technical review meeting and were found out of scope. The list provided in your subject letter is not complete and SAPMT has the following observations;

1.	Installation of thermal cameras underneath the culverts inside the cells is not in the approved scope of work, but 2 (two) IP CCTV thermal cameras will be installed at the guard houses as shown in the PA-000165-001, PA-000167-001 and Appendix-H for thermal specifications 3.4.1. (Re comments No 5, 7, 15, 77, 121).
2.	Screen mesh at the upstream side of the culverts shall be provided in coordination with the flood control project.
3.	Crash rated bollards at the wadi bed before the culvert are in scope of work PE-000002 Para 1.2.2.1.1 and to be installed in coordination with the flood control project at the upstream side.
4.	Vehicle card reader is not LPRS, it is RFID. LPRS is for the registration plate of the car and proximity reader is for the SACS. 
Should you have any questions, please contract Sohail Moughal, Project Engineer on Tel. No. +966 12 422 4570.
