Reference to KAUST email dated May 04, 2015; SAPMT suggests the following for PMCC of KAM access road; 

1. Energising KAM road with Generators is proposed as a temporary solution. When the permanant power is available, the work will be completed as per project scope fo work. 
2. There are no YES item for the trees. The contractor is responsible for one year warranty after PMCC according to the contract. 
3. Water was connected for trees as per IFC and now the tie-in will be changed according to recent KAUST policies. A work permit has already been processed and works will be completed in 2 days.