1. IC is requested to provide the status of the following procurements required for the project;
a. Air conditioning units of all types, 
b. HVAC accessories, 
c. Doors, 
d. Frames
e. Drainage pipes, fittings and fixtures
f. Water supply pipes, fittings and fictures
g. Fuel system accessories including pump, control systems, Instrumentation systems
h. Fire water Lines, accessories and fittings
i. Hydrotesting manifolds 

2. It is observed that most of the above-said items are either awaiting POs, shop draiwngs, predecessor activities and/ or have not been delivered on site. IC is urged to provide a plan of action in comparison with the approved schedule and expedite activites to avoid any slippage.