The revised and approved schedule for the project shows that the asphalt works are to be completed by 20th October 2014, Electrical systems to be completed by 7th November 2014 and remaining works like irrigation, landscaping, road marking etc. to be completed by 30th November 2014.

Last month, in a meeting held between SAPMT and IC management, IC agreed to complete the KAM road earlier i.e. mid October 2014. The current status, speed of site works and related procurements show that IC has not been able to meet the promised targets.

The following issues require your immediate attention; 
1.	The curb and gutter work is slow due to insufficient number of curbing equipment, no coordination between site prep and concrete work, and irregular supply of concrete.
2.	The subcontractors for lighting, landscaping and irrigation systems are not fully mobilized.
3.	Works for wiring and foundations for light poles is continuously facing delays due to lack of manpower.
4.	All communications works, Radar, Sonar, existing utilities at KAM road are being handled inappropriately, with huge delays, disruptions and faulty works.
5.	IC has been unable to understand the scope of work and items like sidewalks have not been planned on time.
6.	It is necessary that housekeeping around the KAM road is ensured and all debris removed simultaneously.
7.	Panels, generators, racks for energizing KAM road are still not finalized.
IC is urged to provide a detailed schedule to show as to how the targets promised by IC during the management meeting shall be achieved. 
Should you have any questions, please contact Dr. Ahmed S. Khogeer, Senior Project Engineer (A) at 012 422-4423.
