The Chainlink fence in the north between the existing security systems and KAM road is a part of activities of KAM road, which were to be completed on xx.xx.xxxx. Despite the delay, IC has not been able to start this activity and procure the necessary materials to ensure that the this activity is completed on urgent basis and KAM can be delivered to KASUT. The tracking sheet to recover from delays and to handover KAM road to the proponent requires the chain-link fence activity to start on 10 January 2015, and with no materials on site still, this activity is bound to be delayed again. IC is urged to procure the materials before 8 January 2015 and store them on site to ensure no further delays.

It is also worth mentioning that the tracking sheet provides only two days to bind the 4 km long fence and one day to backfill, which is only possible if planned with a large number of resources. IC is urged to provide a list of resources available on site for installing the chain link fense.
