With reference to para 21, 22 and 25 of the Schedule A of the contract, IC is hereby advised that a part of the scope of work, i.e. the security ditch has been removed from the scope of work. IC shall take the followingh steps immidiately;//a. IC shall make all possible efforts to reschedule its resources to expedite other unsuspended, not yet started, partially started or activities with slower progress than planned. //b. The termination of this part of the scope of work shall not affect in any way the progress on other ongoing activites. //c. Works done or materials related to the ditch shall be protected from all elements unless a clear direction from PMT is provided. //d. IC is urged to designate areas, where work can commence on other unsuspended activities without any delay. A method statement shall be provided by IC showing how the excavated areas of the ditch shall be re-instated back to the NSL.// e. All detailed quantity sheet for works done on the ditch so far for site clearance, excavations, backfilling, compaction, lean concrete, formworks, foundations, reinforcements, walls shall be provided by IC. //f. IC is urged to provide details of impacts that this part termination of scope of work may cause to project design, construction, project costs and time schedule.