SAPMT has reviewed the subject submittal and has the following comments:

1.	The WBS is not in line with the payment schedule and also does not include the discussed and agreed issues in various meetings between SAPMT and ICC.
2.	A detailed schedule was to be submitted on 27 March 2013 (a contractual milestone) and a WBS was requested by SAPMT 15 days in advance to ensure that ICC does not have to revise the whole schedule and WBS in case it’s not acceptable to SAPMT. ICC has delayed the submission of a contractual milestone.
3.	ICC shall provide a revised WBS in (2) two days which shall be in line with the payment schedule and previously agreed conditions.
4.	ICC shall provide a detailed activity schedule based on the approved WBS in (5) five days.

Should you have any questions, please contact Fahad A Balawi (02) 422-4393 or fahad.balawi.1@aramco.com.
