SAPMT has reviewed the subject submittal and it is accepted with the following comments:

•	Budgeted Labor Units loaded in Primavera and shown in Progress Measurement System are not matching for few activities. For Example, all the Excavation activities under Construction. It shall be rechecked to avoid typographical errors.

•	Mobilization activities scheduled to complete on September 25, 2013 which is unrealistic. So, it shall be corrected considering the current progress.

•	Procurement S Curve is not in align with Procurement Progress Measurement Sheet. For Example, Material submittal for many items are commencing on September 28, 2013, whereas S curve shows its commencement on October 05, 2013 to October 11, 2013. Plotting of S curves shall be verified and to be corrected accordingly.

•	As per revised schedule, Procurement and Construction activities are scheduled to commence from October 2013. Contractor should clarify the strategy of the actual progress % reported till September 21, 2013(i.e. Procurement - 2.80%, Construction - 4.42%) since the reported actual progress can’t be neglected.

• Resubmit the final version of revised schedule as per mentioned comments.
