The revised and approved schedule for the project shows that the asphalt works are to be completed by 20 October, Electrical systems to be completed by 7 November 2014 and remaining works like irrigation, landscaping, road marking etc to be completed by 30 November 2014. It is obvious from the current status and  speed of site works and related procurements that IC will not be able to meet the scheduled dates, irrespective of the fact that IC made a commitment in the meeting held in SAPMT building 100 conference room with SAPMT to complete the above tasks earlier by mid October 2014. The following issues have caused the delays; 

1.	The curb and gutter work is slow due to insufficient number of curbing equipment, no coordination between site prep and concrete work, and irregular supply of concrete.
2.	The subcontractors for lighting, landscaping and irrigation systems are not fully mobilized.
3.	Works for wiring and foundations for light poles is continuously facing delays due to lack of manpower.
4.	All communications works, Radar, Sonar, existing utilities at KAM road are being handled in a very unprofessional manner, with huge delays, disruptions and faulty works
5.	IC has been unable to understand the scope of work and items like side walks have not been planned on time.
6.	Although agreed to cleanup the areas around KAM road, the work was started but stopped
7.	Panels, generators, racks for energizing KAM road are still not finalized

IC is urged to provide adequate means and methods to meet the slipping target dates and provide reasons of failure and suggest steps to recover, expedite and deliver KAM road as committed.
