Reference to SAPMT letters No. K&TPD/RPSF&NGPD/SF/L-1268/14, 1297/15 & 1378/15 dated December 25, 2014, January 08, 2015 & February 12, 2015 respectively and further to the Contractor continuous slippage to meet its several commitments to close the KAM Access Road exception items, the Contractor is requested to expedite closing ALL the remaining eight (8) “NOâ€ EIL specially the following major two (2) items:

1.	Riprap stone protection along west side of the Access Road interfacing with the sea water to be provided with erosion protection. 
2.	1:3 slope protection on both sides of the road.

ICC shall close the above major two comments along with the remaining EIL on or before June 21, 2015 to avoid receiving a unilateral negative change order.  
