

Reference to your letter KPSS/SA/B/AKR/14/0926 dated 04 December 2014 requesting PMCC of KAM road, IC is advised to provide a solution for maintaining the power source for the lights at KAM road, without which the work can not be considered complete, KAM road can not be used for its purpose, and can not be handed over to KAUST. 

Unless the KAM road is usable by KAUST and ready for handover, it is IC responsibility to maintain all systems on the road including irrigation systems, trees health, electrical systems, lighting systems, road surfaces, tracks etc., so that the work is not damaged and in an acceptable condition according to SA standards. 

IC is also urged to expedite works on the construction of new Precast Wall, relocated wall, related IDAS systems and Patrol/ Maintenance roads to ensure a secure and safe handover of works.