Project Procurement has reached 31.71% progress slippage with the reference to approved revised schedule (as on November 01, 2013) which is away beyond the control. The slippage has been highlighted to ICC during our progress review meetings and ICC was advised to expedite the procurement processes like Material Submittals, Approvals and PO Placement. 

Herewith, ICC is informed to submit to Saudi Aramco prove of all PO Placement no later than November 15, 2013 to avoid farther project delay.   


Should you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.
