Referring to IC letter ANW/15/1080 dated 24 FEB 15, where IC is proposing to make changes to SCH-C attachment 1, SAPMT has the following comments;

1.	Para 2 of IC letter refers to SCH-C as un-contractual. The amendment to the contract was signed by both parties and is contractual.
2.	Items or activities which are suspended or terminated (e.g. ditch) shall not be adjusted in SCH-C till resolved. This was conveyed to IC much earlier during various management meetings.
3.	The value for pre-commissioning is based on the number of systems that are to be installed in the project. While pre-commissioning will be part of the progress and invoicing breakdown of each and every system, the line item for final pre-commissioning may be set to approximately SAR 10,000,000.00
4.	All other line items are acceptable as proposed by IC

In case IC agrees with the above, a revised SCH-C may be provided by IC to be sent to SA contracting department for review.
