1. The prints provided are unclear. Provide legible printouts of drawings in color. Consider bigger sheet size if necessary.
2. The initial demolition plan shall be attached with a descriptive comparison with the proposed.
3. Any steps or voluntary changes made to the the scope of work to facilitate the constructability of the project or to reduce the effort required to complete the works, can not be considerd as a variation from the scope of work to claim additional time and costs.
4. Any changes made to existing facilities to complete the agreed scope of work shall be restored by the contractor to their original shape and functionality.