SAPMT has reviewed the subject submittal dated December 15, 2013 and has the following comments:

1.	A complete method statement integrating all works including civil, electrical, communications, security, environment, safety, quality, traffic, access permissions shall be submitted instead of providing incomplete and non-coherent documents.
2.	It is advisable to start the schedule with works requiring lesser interfaces, like dismantling works of treatment plant etc.
3.	Provide detailed sketch of proposed temporary fence with coordinates and traffic diversions.
4.	Stake out the proposed fence on site for visual understanding of all stakeholders.
5.	Refer to SAPMT Letter No. K&TPD/KRP&SFPD/SF/L-347/13 dated December 03, 2013 and comply all requirements.
Should you have any questions, please contact Fahad A. Al-Balawi, Sr. Project Engineer on Tel.  No. +966 12 422 4393.
