

We refer to you to the following clauses in the contract between ICC and SAPMT.// Schedule A - 2.7 - Perform quality management and inspection activities in design, engineering, procurement, fabrication/construction, testing and precommissioning.// Schedule A - 2.9 - Provide all of the labor and supervision required to perform the WORK ("CONTRACTOR's personnel").// Schedule A - 2.14 - Appoint one or more Contractor Representatives for the duration of the WORK. At least one Contractor Representative able to speak, read, and write English and able to read and interpret drawings and specifications shall be present at the principal location(s) where the WORK is being performed.// Schedule A - 3.1 - CONTRACTOR warrants that it has sufficient competent and fully qualified personnel to execute the WORK in the manner and within the time required by this Contract.// Schedule A - 3.8 - If not accomplished before the effective date of this Contract, within thirty (30) days thereafter, CONTRACTOR shall submit to Company Representative an organization chart for the WORK. Key personnel as designated in the chart shall be assigned to the WORK and shall not be removed or reassigned without SAUDI ARAMCO's prior written permission.// Schedule A - 3.10 - CONTRACTOR agrees to defend, indemnify, and hold SAUDI ARAMCO harmless from any expense, loss, damage, fine or penalty incurred by, assessed against or demanded from SAUDI ARAMCO as a result of CONTRACTOR's or any subcontractor's failure to fulfill the obligations set forth in this Paragraph 3.// Schedule A - 13.16 - CONTRACTOR shall be fully responsible to SAUDI ARAMCO for the acts and omissions of all its subcontractors at whatever tier, and their personnel. CONTRACTOR shall manage, schedule and coordinate the work of all its subcontractors so as to meet the Scheduled Completion Date and Critical Milestone Dates. Nothing in this Contract shall create any contractual relation between SAUDI ARAMCO and any subcontractor unless SAUDI ARAMCO elects to exercise its rights under Paragraph 13.4. SAUDI ARAMCO's approval to subcontract any portion of the WORK and SAUDI ARAMCO's non-objection to CONTRACTOR's subcontractor selection shall not relieve CONTRACTOR of any of its obligations under this Contract.// There are many more paragraphs in the contract and also in Aramco Standards for Quality and Safety which explain the contractors obligations for performing the work on site. Absence of ICC responsible and professional relevant personnel from site, with whom SAPMT can communicate, during the times when ICC workers or subcontractors are working is unacceptable. A similar incidence occured on 3 December 2013 when a subcontractor was pouring concrete at 5:30 pm and no one from ICC supervisory or quality personnel was available on site. Because SAPMT has no contractual privy with the subcontractors, it is mandatory that ICC assigns professionals on site related to the nature of work with whom SAPMT can communicate on site.