Reference to the “Summary of weekly progress Report #85â€ as of April 09, 2015, it is noticed that the negative variance in construction is growing every week. In March 2015, IC recovered the previous slippage in procurement totally by March 12, and construction variance was -5.55%. 

Since March 12, 2015, ICC has started to slip the weekly target again which has created negative variance in procurement; and a bigger slippage in construction reaching -8.66%. To complete the project as per approved schedule, ICC must achieve a weekly progress of more than 2.50%. This important issue has been highlighted by PMT in various meetings with IC management between Decemeber 2014 and February 2015. IC is requested to provide a list of steps/ actions to be taken by IC to recover within the next 15 days from the increasing slippage.