IC agreed to handover the works on the precast wall and chain link fence from ST 0+00 to St 2+250 by February 15, 2015, except the lagoon while the lagoon is to be backfilled by end of March 2015. It is observed that the works are not progressing as they should and meeting the promised target seems unachievable unless adequate resources are employed on urgent basis. The earthworks are lagging behind, the speed of boulder accumulation for the lagoon is unacceptable and backfilling around placed foundations is very slow. IC is urged to take necessary steps as agreed to avoid any delays. 