ICC submitted an incomplete drawing; - no cross section of the road at different chainages - no limit of works from the 2 edges of the road - the shop drawing submitted is incomplete and cannot be used on site. - the site visual inspection is different to the geotechnical report, please clarify?? - ICC was requested on the 50 & 90% design review to design KAM Road the same as the other roads inside KAUST but refused to chance because they were relying on their misleading geotechnical report. -ICC to clarify the design arrangement of the geotextiles and geogrid to define the basic precaution.