SAPMT has reviewed the comments (dtd xxxxx) sent by Kaust on IFC drawings and no respect for the agreed scope of work (See Letter dated xxxx) was noticeable. Not only the discussions and correspondecne that took the project from the initial concept to the detailed design stage were completely neglected, more items were requested with no direct reference to the scope of work. //
SAPMT is comitted to delivering what is shown in the scope of work according to the above mentioned letter as agreed between Kaust and SAPMT and has already contracted to a third party for execution. Kaust can add requirements whether necessary or extra to the scope of work by following other appropriate procedures rather than causing delays to the design or construction process.