SAPMT had requested ICC via letter L-338/13 dated xxx and also in various site meetings to dig trial pits around the Bridge area to physically mark the SWCC water pipe, so that a viable route for relocation could be prepared. As location of proposed tie-in point or the tapping point was just recently located on 2 February 2014, and a proposal to deal with this interface was submitted by IC on xxxxx, ICC is urged to provide reasons for delaying the submittal since the day the water pipe was first found on the site on xxxx. 