SAPMT has reviewed your subject submittal dated April 23, 2013 and is accepted with the following comments;
1.	Subcontracting Plan is a fluid document and many revisions are imminent as work on site progresses. Every time a change is made in the subcontracting resource or in the scope of a subcontract, a revised plan shall be submitted for SAPMT approval.
2.	The percentages given in the Appendix 01 of ICC subcontracting Plan shall relate to the schedule C of the contract, so that the activities and price components divided between the subcontractors and the main contractor can be calculated and displayed mathematically.
3.	Only Aramco approved vendors/ companies shall be proposed as subcontractors, unless the Aramco laid approval processes are initiated for newer companies in advance. Moreover, such proposals/ selections shall not become a basis for delaying the project.
4.	Provide copies of non-commercial agreements between the ICC and subcontractors for Aramco approval, before starting the work.
5.	It is contractor’s responsibility to ensure full compliance with Saudi Aramco standards and specifications.
6.	M/S Ayash Marzouk shall not be proposed as is not Aramco approved todate. 
Should you have any questions, please contact Fahad A, Al Balawi, Senior Project Engineer at Tel No. +966 2 422-4393
