In response to your letter dated December 9, 2013 (Ref: KAUST-M&U-13-0054), the construction of KAM Access Road will be completed on October 2014 provided the following construction prerequisites are met before end of December 2013 to meet your target date:

1.	The authorization to remove existing security fence parallel to the Naval Base Facilities.
2.	The authorization to deactivate IDAS System along the Naval Base Facilities. 

SAPMT is requesting KAUST to authorize the removal of the existing fence along the affected IDAS System. Upon the completion of KAM Access Road, exiting security fence and affected IDAS system will be reinstalled again parallel to the Naval Base Facilities. 

In case of the above KAM Access Road prerequisites are not met, SAPMT can’t commit to the readiness of KAM Access Road for KAUST Fifth Commencement Ceremony on December 14th 2014.  

Should you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.
