IC is requested to provide recovery plan along with delay analysis report according to Para 5.6.3.4 of SCH-B for the following activities;

          1. SONAR System cabling materials have damaged due to mishandling on site     
              and the work quality is being adversely effected due to lack of appropriate     
              resources.
          2. Vessel Barrier Assembly, the contractor has been advised to continue at             
              locations 2 and 3 according to IFC, while a variation has been agreed for 
              Location 1. Various parts necessary to start the installation have not been 
              procured and more delay is anticipated in  activity completion.
          3. Various technical submittals for the RADAR System have been delayed.
          4. Construction of Vehicle X-ray machines has been delayed by 04 months due to 
              incomplete site works.

Despite Saudi Aramco repetitive reminders during weekly meetings and via letters (L-1365/15 and L-1441/15), lacking of IC Key personnel as per contractual requirements are adversely affecting the project progress. IC is urged to provide a plan of action in light of the approved schedule before 30 April 2015.
