SAPMT has reviewed the subject submittal and rejected with following comments.

* "For the Week Progress" at Level I & Level II Summary shown as 0%. It can't be 0% for both the Plan and Actual.

* Data date for the submitted Weekly Report No. 33 shall be April 11, 2014 whereas it is wrongly mentioned as April 04, 2014.

Contractor key personnel are advised to review the document before signing and submitting to SAPMT.