The following decisions were made in the meeting held on 11 MARCH 2015. 1. Introducing an operator room in the security infrastructure of the Gate houses can not be considered as a change order, as IC could not provide an automated and viable alternative during the design phase. 2. IC will provide a single card reader for high and low vehicles. In case the SAT fails for this equipment, IC will rectify or provide a second reader at no extra cost. 3. Two HID readers in the design of JFCC building are subject to change order. 4. IC will provide a detailed breakdown of all outlets, patch chords, panels etc which IC considered to be extra. 5. Relocation of IDAS in the North shall be associated with the KAM road changes. 6. Change from monitor to LCD is subject to a change order 7. Changes to IDAS due to deletion of ditch shall be associated with the amendment for deletion of ditch. 8. ICC/ESE shall send a technical proposal for re-using any equipment available at gate 4 after the closure of gate 4. 

References and more details are attached. IC is urged to avoid any further delays and take all necessary steps to follow the approved schedule. 