1. Provide undelivered items as per SCH B for SA offices at site, e.g., Software,, Polycom spider phone, office paper shredders etc.// 2. Site activities which are not yet inspected and approved shall not be included in the progress reports. // 3. Ensure that all issues and resolutions from weekly reports are included in the monthly reports. //4. It seems that Progress reports are not being verified by your site staff, where activities are being reported incorrectly. Excavation and backfilling is being shown as done at the same place, whereas they cant happen simultaneously at the same location.