Referring to SAPMT letter L-872 dated 22 July 2014, SAPMT awaits a response from KAUST for the following; 1. If Barhi type trees are required, an FSD approval shall be required because regular PALM trees were specified in the approved scope of work. As contractor has started excavations for plantations and laying irrigation lines, delays in providing a line of action shall delay the handover of KAM access road. Furthermore, Referring to SAPMT letter L-718 dated 22 May 2014 the following points require Kaust concurrence for dedicated bicycle and jogging tracks. 2. The bicycle track shall be construced with a smooth asphaltic surface so that imminent concrete cracking, irregular surfaces and control joints do not provide inconvenience to cyclists. 3. The jogging track shall have a softer top surface, e.g. compacted earth with a top layer of fine course materials. 