SAPMT has reviewed the subject submittal dated December 26, 2013 and has the following comment:

•	Planned Dates for many items have already exhausted and ICC has been informed repeatedly to fix such mistakes in their submissions as given below:
a.	PO for Interlock for Ditch Concrete Hollow Blocks.
b.	Material Submittal for Planting Soil, Boulders, Road Signage & Markings, Plastering Accessories, Metal Doors.
c.	Material Approval for Sub Base, Geo Textile, Curing Agent, Paints, etc.
d.	Material Submittal for Package Substations, Switch Gears, Boxes, Wires & Switches, Electrical Conduits & Fittings, Cable Trays, Fire Alarm System, Data network System, etc.
e.	Material Submittal for Potable & Fire Water Pipes, Valves & Access, Fire Hydrants & Accessories, Fire Extinguisher & Accessories, Sewer FRP Manholes, UPVC Pipes, DDC Panel for HVAC, Diesel Generator, etc.
f.	PO Placement for Security and Access Control System such as Radar Interface, Badging Stations, Operator workstations, Intercom Interface, Barriers & Turnstiles, SACS LAN Network, etc.
It is the repeated comment on all revision of this document.

¬Should you have any questions, please contact Yaser A. Al-Johani, Project Engineer on Tel.  No. +966 12 422 4686.
