SAPMT has reviewed the subject submittal dated November 20, 2013 and has the following comments:

1.	Include schedule for security items also.
2.	Planned dates for a number of items have already slipped e.g. Filler Board, Concrete Repair Materials, Bonding Agents, Injectable Mortars, Coated Re-bars, Tie Wires PVC coated, Re-bars (LRDS), DAS Servers (AMS Software), IDAS Display, Security Access & Control System, etc.
Should you have any questions, please contact Sohail Moughal, Project Engineer on Tel.  No. +966 12 422 4570.
