It is mandatory that IC appoints quantity surveying professionals and related techncial staff which are currently not available at IC site offices, as soon as possible to provide quantities and impacts for the following activities;
1. Elimination of ditch and related impacts
2. Narrowing of the culvert at Khulais due to elimination of the ditch
3. Backfilling scenarios at the culvert Wesami for guard house and in between the culverts
4. Changes to the route of the cables due to changes in power source from SS4 to SEC2
5. Changes to the lengths of various cables crossing the ditch
6. Removal of culverts on access roads to main gates
7. Steel grills and bollards at the flood control channels.
8. Changes to the maintenace access roads and gates for the ditch.
9. Grade beams for the precast wall
10. Pipleines between gates 2 and 3 and relaetd lift stations eliminated
11. Variations realetd to switchgears and generators
12. Variations relaetd to HVAC
13. Variations related to 
All of the above including any others which IC may deem necessary shall be incoprporated in a single document with quantities to be agreed upon by the two parties and sent to SAPMT for review before 30 April 2014.
