The procurement process for following materials is being delayed by IC, despite the fact that techncial submittals for most most of them have been approved by PMT.
•	Switch Gears
•	UPS
•	Lighting Poles
•	Panel Boards
•	Data Network System
•	Video Conference
•	IPTV
•	Work Station
•	Fiber Optic Cable
•	Sewer Pipes & Accessories
•	MIDS(APU signal processing, TX & RX, Microwave sensors, Mounts mast/pole)
•	Cameras
•	Field Equipment Cabinet
•	System control unit
•	Proximity Readers
•	Long Range Readers
•	Reader Interface
•	Badging stations
•	Operator workstations
•	Intercom Interface
•	Turnstiles
•	SACS System
•	Vessel barriers
•	Boat Identification System
•	Crash Barriers
•	Drop Arm Barriers
IC is urged to expedite the placement of all purchase orders and consider this letter with utmost urgency so that the project progress is not hindered any more.