Project Achievements:

1.the total backfilling was at 75% at fence, roads, gates and security system
2.erection of fence was 8250 m of 14450 m
3.okay
4.soil improvement still not completed
5.3400 sets out of 4816 sets produced 
6.kam access road EIL yes/no still not completed
7.??????
8.lighting pole foundation started 180 of 585 completed
9.only 80 % blinding of the tuck beam done, blinding for the whole culvert will only be done after backfilling is completed

Project bottlenecks / obstacles

1.All relocation are still pending because of ICC readiness to allow the utilities vendors to come and carry out their works
2.ICC was requested over and over to propose how they will erect the fence around these two areas
3. ICC failed to coordinate with NBH about their scope of work around this area and how they can share the area to expedite the works
4. SAPMT advised ICC and their subcontractors over and over to focus on other areas since the scope of this project is broad.
5.The security was one issue that ICC could have solved by themselves whilst SAPMT is still checking the validity of their claim, but also there was no final design for the perimeter fence location after the elimination of ditch
