* The Subject of submitted letter shall be changed as "Request for Time Extension".

* Contractor has to provide the Proposed Project Completion date along with this letter.

* Contractor has to provide complete data when the reasons for highlighted for Time Extension.

* Contractor has to provide the proper Time Impact Analysis for the highlighted reasons by using their approved baseline Schedule.

* As highlighted in the letter(Clause 19 of Schedule H), contractor has the contractual rights for Additional time request subject to how the delays affects the Mechanical Completion Date shown on Critical Path in the detailed work schedule(Refer Clause 19.2.2 of Schedule H).