KAUST is requested to concur on the slight re-alignment of the Precast wall at ST 12+000 which will avoid the houses which are obstructing with the design alignment of wall and patrol road. A sketch is attached. 

This issue has been highlighted via correspondence and in various meetings. The resident of the house has been continuously warning the contractor from working in the area. The works have stopped on both side of the house for three months. The resident has also informed the contractor of a septic tank where the wall should have been. The proposed solution will enable the contractor to complete the works on wall and patrol road without delaying works any further.
