IC has delayed the works related to Street lights and Irrigation for KAM road without any regard for the promise IC made to deliver KAM road by the end of July 2014. As a matter of fact, no works have been started despite several reminders in meetings dated 31/03, 14/04 and 05/05. Due to lack of expereicned staff/ resources related to the discipline the design and procurement have still not been finalised. The curb and gutter works, soft landscaping, hard landscaping are also behind schedule and IC has shown no urgency in completing these tasks and delayed these matters for more than 3 months.

IC is urged to provide a schedule showing the start and completion dates of the above mentioned activities and provide reasons for delays.