The Subject of submitted letter shall be changed as "Request for Time Extension" and a Proposed Project Completion date shall be provided along with justifications for time extension.

Contractor shall provide Time Impact Analysis using their approved baseline Schedule as the reference

Contractor has the contractual right for Additional time request subject to how the delays affect the Mechanical Completion Date shown on Critical Path in the detailed work schedule. (Refer Clause 19.2.2 of Schedule H). The acceptance of request is based on SAPMT's evalaution of the submittal and justifications.