The following items have not been included in the IFC because they are not a part of the scope of work (project proposal) approved by KAUST on April 09, 2012:

1.	Provision of Thermal camera underneath the Wadi Al-Wesami Bridge (near the guard house) with related IDAS workstation and data communication in the guard house.
2.	CCTV coverage for all Visitor office cameras.
3.	CCTV coverage for KAM access road.
4.	Provision of Tire shredders (traffic spikes) and associated Warning signage
5.	Provision of access road from inside KAUST to the Island in the south.
6.	Provision for Integration of LPRS at Gate 2 & Gate 3 with MOI databases.
7.	CCTV coverage for all guard houses focusing on the crash barrier control panels.
8.	CCTV coverage for electrical room and exit door.
9.	Provision to show the Vessel barrier on LCD screen in JFCC
10.	Installation of Panic buttons in all gates and UVIS buildings to cause alarm in JFCC to respond.
11.	Relocation of the existing fiber optic cables or electricity cables (STC, SEC, Mobily & ITC) and associated duct banks or manholes
12.	Connection of DDC panel to the TER- IT network switch through Bac net/IP for future connection to central control room.
13.	Main Electrical distribution /incomer panel energy meters to be interfaced with DDC for central power monitoring.
14.	Provision of PLC for the booster pump.
15.	Provision of Drop arm and crash barrier at Marine gate.
16.	Provide automotive sliding gate at Gate 1 Alpha instead of swing gate.
17.	Provision of Concrete Wall instead of HCIS fence from the turnstile building to the Access for Maintenance road.
18.	Provision of anti-tampering devices for the Swing gates for the ditch.
19.	Emergency doors to be equipped with buzzers.
The above list may not be conclusive and any other items not mentioned in the approved scope of work shall be added. Furthermore the KASUT suggestion to change the security system arrangement to option b instead of option a, (1.2.2.1.1.4 of scope of work) is considered not according to HCIS requirements. A letter has already been sent dated October 22, 2013.

Should you have any questions, please contract Fahad A. Al-Balawi, Sr. Project Engineer on Tel. No. +966 12 422 4393.
