IC is urged to refer to the management meeting held on February 10, 2015 to discuss the project progress slippage and procurement delays. As agreed in the meeting IC is requested to prepare a presentation showing the project achievements and bottlenecks and a road map to recover from the existing slippage. Quantifiable milestones like South Culvert, Gate 2 buildings, Gate 3 buildings, Gate 2 infrastructure, Gate 3 infrastructure, K9 wall, K12 wall, relocated wall, relocated IDAS, New IDAS and Lagoon etc. shall be included in the road map to project completion. This presentation will be made in the next management meeting in two weeks, where exact date and time will be intimated.

Should you have any questions, please contact Ahmed S. Khogeer, Sr. Project Engineer (A) at 012 422-4423.