In response to the subject letter dated December 16, 2014; SAPMT would like to confirm the following;

1.	All outstanding EIL “NOâ€ items and the Performance Acceptance Certificate (PAC) for PMCC’s 1&2 will be completed by end of February 2015.
2.	Final MCC for additional beautification scope will be achieved by end of February 2015 without the floating jetty.
3.	The new precast wall will be installed from the seashore at Sta. 0+000 to Sta. 2+000, from where the relocated/ existing wall shall be in place from Sta. 2+000 to Sta. 4+000, as shown in the attached sketch by end of February 2015. This will ensure a continuous hard barrier between KAUST and Navy along the length of the KAM road.
4.	A chain-link fence will be installed on the northern side of the KAM road by end of February 2015.
5.	As the northern side of Lagoon is already protected by a chain-link fence, SAPMT proposes that a visibility barrier like a green tarpaulin or mesh be installed on the existing chain-link fence by February 2015 and until the works in the lagoon are completed, which are anticipated by the end of May 2015.
