SAPMT had requested ICC via letter no. K&TPD/KRP&SFPD/SF/L-338/13 dated December 01, 2013 and also in various site meetings to dig trial pits around the Bridge area to physically mark the SWCC water pipe, so that a viable route for relocation could be prepared. As location of proposed tie-in point or the tapping point was just recently located on February 02, 2014 and a proposal to deal with this interface was submitted by ICC on February 03, 2014, ICC is urged to provide reasons for delaying the submittal since the day the water pipe was first found on the site on November 02, 2013.
Should you have any questions, please contact Fahad A. Al-Balawi, Sr. Project Engineer on Tel.  No. +966 12 422 4393.
