SAPMT would like to reiterate that the contractor cannot claim any variation in relation with the relocation of existing security systems in the North and Southern boundaries of KAUST, affected by the construction of new Fence and relocation of the existing fence, since these are part of contractor’s scope of work as stated in BID document PE-000002  para. 1.2.2.1.1.1 and KE-714475 para. 10.1.4

It has been noticed that ICC were claiming unsupported  variations  for outside plant system (OSP) cabling works  for Sonar and Radar which are all invalid and found not acceptable as stated above. Take note that these methods were proposed by the contractor instead of salvaging the existing fiber optics due to the magnitude of recovering the cables with reference to your document submittal DS-275.

Moreover, please be advised that you need to expedite the completion of these works as earliest possible since these has been delayed for so long affecting other related works and adding delay to Project’s Completion date.
