SAPMT has reviewed the subject submittal dated January 25, 2015 and has no objection with the following comments:

1.	As per submittal the delivery and installation will take 33 weeks which is not matching the recovery schedule submitted by the contractor for approval. The contractor should follow the recovery schedule. 
2.	Yamamah Steel Industries Company (10014156) is an Aramco approved vendor and procurement process shall start without further delay.
IC shall ensure that no scope change or cost/schedule implication arises from this letter.

Should you have any questions, please contact Sohail Moughal, Project Engineer at 012 422-4570.
