IC is urged to adhere to the approved schedule and whenever delays are detected, CONTRACTOR shall report such delays to Saudi Aramco or Company Representative/s explaining its causes, its effects to Project, and the proposed CONTRACTOR’s remedial measures. It is observed that the following activities are bound to be delayed from the approved schedule due to reasons like non-availability of resources, materials or shop drawings;
1.	Sunshades construction at Gate#2 and Gate#3
2.	Installation of IDAS
3.	Installation of License Plate Recognition system
4.	Completion of Building Civil Works  
5.	Installation of Package Substations

CONTRACTOR‘s failure to update the schedule and forecast the delays shall entitle Saudi Aramco to withhold progress payments until IC’s complies with Schedule A, Paragraph 8, of the Contract.

Should you have any questions, please contact Dr. Ahmed S. Khogeer, Sr. Project Engineer (A) at 012 422-4423.
