Irrigation and street lighting for the KAM road including finalizing sub-contractor, material purchase, design and construction has been delaying for several months. Several meetings have been conducted to discuss this issue and ICC has been requested to submit the design for irrigation system;Ref MOM dated 31/03/2014,14/04/2014 and 05/05 / 2014( attached ) , but ICC has failed to submit the design as well as finalization of irrigation contractor. 
Purchase order for the lighting poles and finalization of vendor has not yet been finalized and delaying for last 3 months.ICC is urged to complete the procurement, finalization of sub- contract and construction of subject activities.