SAPMT shows deep concerns over the speed of works being observed on KAM access road. The current rate of progress makes it obvious that IC has failed to deliver the KAM road as agreed by IC. The daily tracking sheet is attached and the following aspects need to be addressed by IC on urgent basis.
1.	Delays in starting works on stations.
STATION	PLANNED START DATE	ACTUAL START DATE
0+000 TO 1+900	5-May-14	4-Jun-14
1+900 TO 3+000	20-May-14	30-Jun-14
3+000 TO 4+066	20-May-14	15-Jun-14

2.	Delays in completing Sub-Base.
STATION	PLANNED FINISH DATE	ACTUAL FINISH DATE
0+000 TO 1+900	20-May-14	24-Jun-14
1+900 TO 3+000	5-Jun-14	STILL WORKING
3+000 TO 4+066	5-Jun-14	STILL WORKING

3.	Delays in starting base course.
STATION	PLANNED START DATE	ACTUAL START DATE
0+000 TO 1+900	10-May-14	18-Jun-14
1+900 TO 3+000	1-Jun-14	NOT START
3+000 TO 4+066	1-Jun-14	NOT START

Needless to mention that other activities like asphalting, curbs, gutters, irrigation and lighting are already due but cannot be stared due to the predecessors still not completed. IC is urged to provide reasons and solutions to recover from the above shown slippages.

Should you have any questions, please contact Sohail Moughal, Project Engineer at Tel No. +966 12 422-4570.
