As discussed, the following contractual milestones were not achieved as of 27 April 2013.

 

Milestone Event

Number of Consecutive Calendar Days/ Date from the Effective Date of the Contract

Due date

Delay as on April 27, 2013

Site Surveys Completed

60

3/26/2013

-31

Submission of Geotechnical Investigation Report

75

4/10/2013

-16

Complete Environmental Impact Assessment

75

4/10/2013

-16

Submission of Project Execution Plan (PEP)

60

3/26/2013

-31

Submission of Procurement Plan and Quality

60

3/26/2013

-31

Submission of Work Schedule

60

3/26/2013

-31

Approval of Work Schedule

90

4/25/2013

-1

 

ICC is requested to take necessary steps to recover the delays as soon as possible.

 