

The work on the substructure of the buildings in front of gate 2 and gate 3 has started but the superstructure construction shall be soon stopped due to the overhead lines above. 

As the ditch has been removed from the scope of work, there is no need to run cable duct banks and relocation works can be performed without any further delay. Kaust is urged to coordinate with the Saudi Electrical Company to start the works for removal of these overhead lines.