SAPMT has reviewed your request and has the following comments: 
1. IC must replace the borrowed communication manhole (dated 10-11-2014) on October 31, 2014 as per date committed to SAPMT. 
2. IC shall ensure that the new manhole will comply with Saudi Aramco Standards and project requirements and undergo Saudi Aramco Inspection procedures through RFIs. 
3. IC shall expedite the completion of activities such as SONAR/RADAR Cable and Existing IDAS redundant Cable splicing and termination to be installed at the borrowed manhole with no further delay. 
4. IC shall expedite the installation of the borrowed manhole as soon as possible