SAPMT has reviewed the subject submittal dated November 16, 2014 and has the following comments:
1.	All testing checklists should be as per the manufacturer’s Testing Procedure & Manual.
2.	Installation and Pre-Commissioning should be by Saudi Aramco approved Third Party Inspection Agency.
3.	Provide Method Statement for all discipline activities related to Vessel Barrier installation.
4.	Attach the manufacturer’s product data sheet, drawings and installation & operation manual.
5.	In the ITP, the level of inspection for the main contractor for Material Receiving of Vessel Barrier and accessories shall be Hold Point Inspection.
6.	All pre-commissioning and commissioning activities shall be a hold point to Saudi Aramco and KAUST proponent. Change W to H.
7.	Provide commissioning checklist requirements to be provided by the vendor, showing the type of water vehicle to be used and related testing procedure during Site Acceptance Test. SAT procedure needs to be incorporated with the ITP.
IC shall ensure that no scope change or cost/schedule implication arises from this letter.
Should you have any questions, please contact Sohail Moughal, Project Engineer at 012 422-4570.
