1.All P.O & delivery of material should the last is End of February 2015.
2.Provide the dates of special size panels.
3.Capping and spike should be completely installed at the same date of the zone completion date for PMCC that particular zone.
4.Wadi Khulais Box Culvert date is not matching the date of the activities will install on it.
5.Relocation of fence and security system at 0+000 to 1+900 except Pond area should complete at the end of February 2015.
6.Building and external utilities at Gate 2 should complete them at the end of April.
7.Building and external utilities at Gate 3 should complete them at the end of May.
8.All duct banks activities should be done prior to the roads activities to avoid the delay and to avoid cut the asphalt.
9.The team will provide their comments as per their disciplines to Alla Detta
 
