The chain-link fence in the north between the existing security fence and KAM road is an essential part of KAM road, which was planned to be completed by Nov. 30, 2014. Despite the delay, IC has not been able to start this activity and procure the necessary materials to ensure that this activity is completed on time in order for KAM road to be delivered to KASUT. 

Most recent proposed plan submitted by IC to complete KAM road requires the chain-link fence activity to start on January 10, 2015 and as of to date, no materials are received on site, which shows this activity to be delayed again. IC is urged to procure the materials immediately and store them on site and start civil works to ensure no further delays for this activity.

IC shall ensure that no scope change or cost/schedule implication arises from this letter.

Should you have any questions, please contact Sohail Moughal, Project Engineer at 012 422-4570.
