SAPMT has directed IC to make the substation related variation verbally and later in letter No L-649/14, which is a change from the scope of work mentioned in the contract. DWG No PA-000087-001 which is a part of scope of work, clearly mentions that at the time of bid KPSS was to connect with SS#4. IFC VA-846512-001 & 002 issued by ICC (based on IFB) also show that KPSS is connecting with SS#4. SAPMT has made arrangements recently so that KPSS can now connect with SEC-2. IC shall not create confusions unnecessarliy by misinterpreting the scope of work and hiding facts unprofessionally as done in letter No 0541.

Furthermore, Para 10.1	clearly mentions that "at any time, the Company Representative may direct CONTRACTOR to make a change within the general scope of this Contract ("Change") such as, but not limited to, alterations of the FACILITIES or changes in the sequence of performance of the WORK, and CONTRACTOR shall perform the WORK as changed". 

IC is urged to study the related paras of Contract and provide all data as requested by SAPMT in letter No L-649/14.

