As per the KPSS approved schedule the planned and commitment production rate is 18 No’s. of each precast element per daily production(ie. panels, footings, columns and column caps). However, the highest average monthly production of June was 11 panels, 13 footings, 12 columns and 6 column caps per day.  It has been observed that the average production rate in the month of July decrease to 7 panels, 9 footings, 9 columns and the column caps production has been put on hold due to design revision. This delay is due to unavailability of resources, concrete molds and equipment on site.
Based on the above findings in order to meet the original schedule by December 2014 as per contractual obligation the production rate should be increased to 29 No’s of each element excluding curing, transportation to site, installation and other miscellaneous items.